Dynamic-Bayesian-Network-Based Project Cost Overrun Prediction Model

One common problem in the construction industry is project cost overrun. Cost overrun can have significant impacts on financial profitability, project completion, project quality, and stakeholder satisfaction. The average percentage of construction project overrun can vary widely depending on the project type, size, complexity, and location. Many approaches can be adopted to prevent or mitigate project cost overrun, and one of them is a more accurate cost estimate and prediction. Several studies on the construction project cost overrun estimation and prediction have been conducted based on historical data; nevertheless, each project has its project characteristics and cost trend. Real-time, project-specific cost data are more reliable for forecasting the cost trend of the project itself. There are many influence factors that may interdependently affect the construction project cost overrun. This paper proposes a real-time predict cost overrun risk prediction model based on the influence factors and their interdependence as well as the corrective actions if adopted. This study used a dynamic Bayesian network (DBN) to formulate problem architecture and to use the input–output hidden Markov method (I/O HMM) with particle filter (PF) to run inference. Six building and mass rapid transit projects in Taiwan were used as model validation and comparison. The posterior probabilities from the DBN-based cost overrun risk prediction model were highly consistent with the cost overrun ratios of real construction projects. Moreover, it is superior to other prediction models in terms of accuracy. The proposed model could provide project managers with an early alert for cost overrun.


Introduction
Construction project cost overrun always potentially exists in a construction project's execution. Cost overruns can have significant impacts on financial profitability, project completion, project quality, and stakeholder satisfaction. A cost overrun can result in serious financial losses and profitability for a construction company. Cost overrun could also lead to delays in project completion because the construction company cannot support sufficient construction resources due to a lack of money. Moreover, some construction companies may cut corners or compromise on quality under the situation of cost overrun. Cost overrun could damage the construction company's reputation and lead to a loss of trust from stakeholders, including investors, customers, and employees. The average percentage of construction project overrun can vary widely depending on the project type, size, complexity, and location. Many approaches can be adopted to prevent or mitigate project cost overruns, such as a suitable project plan, in-time project monitoring, and accurate cost estimate and prediction. To more reliably conduct cost estimates and predictions, many factors and their interdependence that influence the construction project cost increase need to be considered. Examples include design ability, procurement approach, and management quality. Each construction project has different influence factors and impact patterns on cost overrun. As a result, the cost overrun prediction needs to consider cost data are more reliable for forecasting its cost trend. The model presented in this paper attempted to develop a prediction model to estimate cost overrun probability founded on consecutive cost statutes, the influence factors with their dependence, and the effect of corrective action if adopted during the project execution.
In addition, several past studies have also been conducted that surveyed the influence factors of project cost overrun. The classification of cost overrun factors is diversified based on the research focuses and purposes [3,9,[11][12][13][14]. For the overall assessment, macro-level factors are generally defined for the model construction. They can be project scope, project size, project duration, etc. As discussed above, adopting project-owned cost performance data to estimate and control project cost overrun during project execution may be more reliable. These factors belong to the project-specific level (micro-level); i.e., they are generally stepwise assessed and recorded in the project cost reports based on cost performance outcome and the corresponding influence factors. Part of the recent research is summarized in Table 1 and briefly explained in the following. Wang and Demsetz [15] summarized five significant cost overrun factors: approval delay, weather, material delivery, labor, and equipment. In the study of Elhag et al. [12], several external and internal cost overrun factors were summarized, such as client characteristics, consultant and design parameters, contractor attributes, project characteristics, contract procedures, and procurement methods, as well as external factors and market conditions. Aljohani et al. [11] intensively surveyed the causes of construction project overrun based on a literature review. There were 173 causes of cost overrun summarized in seventeen internal and external frameworks. Idrees and Shafiq [14] surveyed the public construction projects in Pakistan using a questionnaire survey and descriptive statistics to explore the significant factors for cost overrun. They were legal issues, technical error, and project management. Xie et al. [3] surveyed critical influence factors in construction projects using fuzzy synthetic evaluation. There were 65 critical factors covered in the research classified into four categories: project macro, project management, project environment, and core stakeholder. cost data are more reliable for forecasting its cost trend. The model presented in this paper attempted to develop a prediction model to estimate cost overrun probability founded on consecutive cost statutes, the influence factors with their dependence, and the effect of corrective action if adopted during the project execution. In addition, several past studies have also been conducted that surveyed the influence factors of project cost overrun. The classification of cost overrun factors is diversified based on the research focuses and purposes [3,9,[11][12][13][14]. For the overall assessment, macro-level factors are generally defined for the model construction. They can be project scope, project size, project duration, etc. As discussed above, adopting project-owned cost performance data to estimate and control project cost overrun during project execution may be more reliable. These factors belong to the project-specific level (micro-level); i.e., they are generally stepwise assessed and recorded in the project cost reports based on cost performance outcome and the corresponding influence factors. Part of the recent research is summarized in Table 1 and briefly explained in the following. Wang and Demsetz [15] summarized five significant cost overrun factors: approval delay, weather, material delivery, labor, and equipment. In the study of Elhag et al. [12], several external and internal cost overrun factors were summarized, such as client characteristics, consultant and design parameters, contractor attributes, project characteristics, contract procedures, and procurement methods, as well as external factors and market conditions. Aljohani et al. [11] intensively surveyed the causes of construction project overrun based on a literature review. There were 173 causes of cost overrun summarized in seventeen internal and external frameworks. Idrees and Shafiq [14] surveyed the public construction projects in Pakistan using a questionnaire survey and descriptive statistics to explore the significant factors for cost overrun. They were legal issues, technical error, and project management. Xie et al. [3] surveyed critical influence factors in construction projects using fuzzy synthetic evaluation. There were 65 critical factors covered in the research classified into four categories: project macro, project management, project environment, and core stakeholder. cost data are more reliable for forecasting its cost trend. The model presented in this pa attempted to develop a prediction model to estimate cost overrun probability founded consecutive cost statutes, the influence factors with their dependence, and the effect corrective action if adopted during the project execution. In addition, several past studies have also been conducted that surveyed the influe factors of project cost overrun. The classification of cost overrun factors is diversified ba on the research focuses and purposes [3,9,[11][12][13][14]. For the overall assessment, macro-le factors are generally defined for the model construction. They can be project scope, pro size, project duration, etc. As discussed above, adopting project-owned cost performa data to estimate and control project cost overrun during project execution may be more liable. These factors belong to the project-specific level (micro-level); i.e., they are genera stepwise assessed and recorded in the project cost reports based on cost performance o come and the corresponding influence factors. Part of the recent research is summarized Table 1 and briefly explained in the following. Wang and Demsetz [15] summarized f significant cost overrun factors: approval delay, weather, material delivery, labor, a equipment. In the study of Elhag et al. [12], several external and internal cost overrun fact were summarized, such as client characteristics, consultant and design parameters, contr tor attributes, project characteristics, contract procedures, and procurement methods, well as external factors and market conditions. Aljohani et al. [11] intensively surveyed causes of construction project overrun based on a literature review. There were 173 cau of cost overrun summarized in seventeen internal and external frameworks. Idrees a Shafiq [14] surveyed the public construction projects in Pakistan using a questionnaire s vey and descriptive statistics to explore the significant factors for cost overrun. They w legal issues, technical error, and project management. Xie et al. [3] surveyed critical influe factors in construction projects using fuzzy synthetic evaluation. There were 65 critical f tors covered in the research classified into four categories: project macro, project mana ment, project environment, and core stakeholder. cost data are more reliable for forecasting its cost tr attempted to develop a prediction model to estima consecutive cost statutes, the influence factors wi corrective action if adopted during the project exec In addition, several past studies have also been factors of project cost overrun. The classification of on the research focuses and purposes [3,9,[11][12][13][14]. F factors are generally defined for the model construc size, project duration, etc. As discussed above, ado data to estimate and control project cost overrun du liable. These factors belong to the project-specific le stepwise assessed and recorded in the project cost come and the corresponding influence factors. Part Table 1 and briefly explained in the following. Wa significant cost overrun factors: approval delay, equipment. In the study of Elhag et al. [12], several e were summarized, such as client characteristics, con tor attributes, project characteristics, contract proc well as external factors and market conditions. Aljo causes of construction project overrun based on a li of cost overrun summarized in seventeen internal Shafiq [14] surveyed the public construction project vey and descriptive statistics to explore the signific legal issues, technical error, and project managemen factors in construction projects using fuzzy syntheti tors covered in the research classified into four cat ment, project environment, and core stakeholder. cost data are more reliable for forecasting attempted to develop a prediction mode consecutive cost statutes, the influence corrective action if adopted during the p In addition, several past studies hav factors of project cost overrun. The classif on the research focuses and purposes [3 factors are generally defined for the mod size, project duration, etc. As discussed data to estimate and control project cost o liable. These factors belong to the project stepwise assessed and recorded in the pr come and the corresponding influence fa Table 1 and briefly explained in the follo significant cost overrun factors: approv equipment. In the study of Elhag et al. [12 were summarized, such as client characte tor attributes, project characteristics, con well as external factors and market condi causes of construction project overrun ba of cost overrun summarized in seventee Shafiq [14] surveyed the public construct vey and descriptive statistics to explore t legal issues, technical error, and project m factors in construction projects using fuz tors covered in the research classified int ment, project environment, and core stak  factors of project cost  on the research focu  factors are generally  size, project duration  data to estimate and  liable. These factors b  stepwise assessed an  come and the corresp  Table 1 and briefly e significant cost over equipment. In the stu were summarized, su tor attributes, projec well as external facto causes of constructio of cost overrun sum Shafiq [14] surveyed vey and descriptive s legal issues, technical factors in constructio tors covered in the re ment, project environ Note: ◎ = factor that a Elinwa and Buba (1993) [17] overrun events. Each project has its project characte cost data are more reliable for forecasting its cost tr attempted to develop a prediction model to estima consecutive cost statutes, the influence factors wi corrective action if adopted during the project exec In addition, several past studies have also been factors of project cost overrun. The classification of on the research focuses and purposes [3,9,[11][12][13][14]. F factors are generally defined for the model construc size, project duration, etc. As discussed above, ado data to estimate and control project cost overrun du liable. These factors belong to the project-specific le stepwise assessed and recorded in the project cost come and the corresponding influence factors. Part Table 1 and briefly explained in the following. Wa significant cost overrun factors: approval delay, equipment. In the study of Elhag et al. [12], several e were summarized, such as client characteristics, con tor attributes, project characteristics, contract proc well as external factors and market conditions. Aljo causes of construction project overrun based on a li of cost overrun summarized in seventeen internal Shafiq [14] surveyed the public construction project vey and descriptive statistics to explore the signific legal issues, technical error, and project managemen factors in construction projects using fuzzy syntheti tors covered in the research classified into four cat ment, project environment, and core stakeholder. overrun events. Each project has its proje cost data are more reliable for forecasting attempted to develop a prediction mode consecutive cost statutes, the influence corrective action if adopted during the p In addition, several past studies hav factors of project cost overrun. The classif on the research focuses and purposes [3 factors are generally defined for the mod size, project duration, etc. As discussed data to estimate and control project cost o liable. These factors belong to the project stepwise assessed and recorded in the pr come and the corresponding influence fa Table 1 and briefly explained in the follo significant cost overrun factors: approv equipment. In the study of Elhag et al. [12 were summarized, such as client characte tor attributes, project characteristics, con well as external factors and market condi causes of construction project overrun ba of cost overrun summarized in seventee Shafiq [14] surveyed the public construct vey and descriptive statistics to explore t legal issues, technical error, and project m factors in construction projects using fuz tors covered in the research classified int ment, project environment, and core stak overrun events. Each project ha cost data are more reliable for f attempted to develop a predict consecutive cost statutes, the i corrective action if adopted du In addition, several past st factors of project cost overrun. T on the research focuses and pu factors are generally defined fo size, project duration, etc. As d data to estimate and control pro liable. These factors belong to th stepwise assessed and recorded come and the corresponding in Table 1 and briefly explained i significant cost overrun factor equipment. In the study of Elha were summarized, such as clien tor attributes, project character well as external factors and ma causes of construction project o of cost overrun summarized in Shafiq [14] surveyed the public vey and descriptive statistics to legal issues, technical error, and factors in construction projects tors covered in the research cla ment, project environment, and Note: ◎ = factor that affecting co Kaming et al. (1997) [15] ing cost statuses and the interdependence among the influence factors; and (3) the previous models seldom consider the effect of corrective action after the occurrence of cost overrun events. Each project has its project characteristics and cost trend; real-time project cost data are more reliable for forecasting its cost trend. The model presented in this paper attempted to develop a prediction model to estimate cost overrun probability founded on consecutive cost statutes, the influence factors with their dependence, and the effect of corrective action if adopted during the project execution. In addition, several past studies have also been conducted that surveyed the influence factors of project cost overrun. The classification of cost overrun factors is diversified based on the research focuses and purposes [3,9,[11][12][13][14]. For the overall assessment, macro-level factors are generally defined for the model construction. They can be project scope, project size, project duration, etc. As discussed above, adopting project-owned cost performance data to estimate and control project cost overrun during project execution may be more reliable. These factors belong to the project-specific level (micro-level); i.e., they are generally stepwise assessed and recorded in the project cost reports based on cost performance outcome and the corresponding influence factors. Part of the recent research is summarized in Table 1 and briefly explained in the following. Wang and Demsetz [15] summarized five significant cost overrun factors: approval delay, weather, material delivery, labor, and equipment. In the study of Elhag et al. [12], several external and internal cost overrun factors were summarized, such as client characteristics, consultant and design parameters, contractor attributes, project characteristics, contract procedures, and procurement methods, as well as external factors and market conditions. Aljohani et al. [11] intensively surveyed the causes of construction project overrun based on a literature review. There were 173 causes of cost overrun summarized in seventeen internal and external frameworks. Idrees and Shafiq [14] surveyed the public construction projects in Pakistan using a questionnaire survey and descriptive statistics to explore the significant factors for cost overrun. They were legal issues, technical error, and project management. Xie et al. [3] surveyed critical influence factors in construction projects using fuzzy synthetic evaluation. There were 65 critical factors covered in the research classified into four categories: project macro, project management, project environment, and core stakeholder. ing cost statuses and the interdependence among the influenc ous models seldom consider the effect of corrective action a overrun events. Each project has its project characteristics and cost data are more reliable for forecasting its cost trend. The m attempted to develop a prediction model to estimate cost over consecutive cost statutes, the influence factors with their de corrective action if adopted during the project execution. In addition, several past studies have also been conducted factors of project cost overrun. The classification of cost overru on the research focuses and purposes [3,9,[11][12][13][14]. For the ove factors are generally defined for the model construction. They size, project duration, etc. As discussed above, adopting proje data to estimate and control project cost overrun during projec liable. These factors belong to the project-specific level (micro-l stepwise assessed and recorded in the project cost reports base come and the corresponding influence factors. Part of the recen Table 1 and briefly explained in the following. Wang and De significant cost overrun factors: approval delay, weather, m equipment. In the study of Elhag et al. [12], several external and were summarized, such as client characteristics, consultant and tor attributes, project characteristics, contract procedures, and well as external factors and market conditions. Aljohani et al. [ causes of construction project overrun based on a literature rev of cost overrun summarized in seventeen internal and extern Shafiq [14] surveyed the public construction projects in Pakista vey and descriptive statistics to explore the significant factors legal issues, technical error, and project management. Xie et al. [ factors in construction projects using fuzzy synthetic evaluatio tors covered in the research classified into four categories: pro ment, project environment, and core stakeholder. ing cost statuses and the interdependence among ous models seldom consider the effect of correct overrun events. Each project has its project characte cost data are more reliable for forecasting its cost tr attempted to develop a prediction model to estima consecutive cost statutes, the influence factors wi corrective action if adopted during the project exec In addition, several past studies have also been factors of project cost overrun. The classification of on the research focuses and purposes [3,9,[11][12][13][14]. F factors are generally defined for the model construc size, project duration, etc. As discussed above, ado data to estimate and control project cost overrun du liable. These factors belong to the project-specific le stepwise assessed and recorded in the project cost come and the corresponding influence factors. Part Table 1 and briefly explained in the following. Wa significant cost overrun factors: approval delay, equipment. In the study of Elhag et al. [12], several e were summarized, such as client characteristics, con tor attributes, project characteristics, contract proc well as external factors and market conditions. Aljo causes of construction project overrun based on a li of cost overrun summarized in seventeen internal Shafiq [14] surveyed the public construction project vey and descriptive statistics to explore the signific legal issues, technical error, and project managemen factors in construction projects using fuzzy syntheti tors covered in the research classified into four cat ment, project environment, and core stakeholder. ing cost statuses and the interdependen ous models seldom consider the effect overrun events. Each project has its proje cost data are more reliable for forecasting attempted to develop a prediction mode consecutive cost statutes, the influence corrective action if adopted during the p In addition, several past studies hav factors of project cost overrun. The classif on the research focuses and purposes [3 factors are generally defined for the mod size, project duration, etc. As discussed data to estimate and control project cost o liable. These factors belong to the project stepwise assessed and recorded in the pr come and the corresponding influence fa Table 1 and briefly explained in the follo significant cost overrun factors: approv equipment. In the study of Elhag et al. [12 were summarized, such as client characte tor attributes, project characteristics, con well as external factors and market condi causes of construction project overrun ba of cost overrun summarized in seventee Shafiq [14] surveyed the public construct vey and descriptive statistics to explore t legal issues, technical error, and project m factors in construction projects using fuz tors covered in the research classified int ment, project environment, and core stak Note: ◎ = factor that affecting cost overrun. Akinci and Fischer (1998) [18] assessment of cost overrun based on real-time, project-owned data (micro-level), inclu ing cost statuses and the interdependence among the influence factors; and (3) the pre ous models seldom consider the effect of corrective action after the occurrence of c overrun events. Each project has its project characteristics and cost trend; real-time pro cost data are more reliable for forecasting its cost trend. The model presented in this pa attempted to develop a prediction model to estimate cost overrun probability founded consecutive cost statutes, the influence factors with their dependence, and the effect corrective action if adopted during the project execution. In addition, several past studies have also been conducted that surveyed the influe factors of project cost overrun. The classification of cost overrun factors is diversified ba on the research focuses and purposes [3,9,[11][12][13][14]. For the overall assessment, macro-le factors are generally defined for the model construction. They can be project scope, pro size, project duration, etc. As discussed above, adopting project-owned cost performa data to estimate and control project cost overrun during project execution may be more liable. These factors belong to the project-specific level (micro-level); i.e., they are genera stepwise assessed and recorded in the project cost reports based on cost performance o come and the corresponding influence factors. Part of the recent research is summarized Table 1 and briefly explained in the following. Wang and Demsetz [15] summarized f significant cost overrun factors: approval delay, weather, material delivery, labor, a equipment. In the study of Elhag et al. [12], several external and internal cost overrun fact were summarized, such as client characteristics, consultant and design parameters, contr tor attributes, project characteristics, contract procedures, and procurement methods, well as external factors and market conditions. Aljohani et al. [11] intensively surveyed causes of construction project overrun based on a literature review. There were 173 cau of cost overrun summarized in seventeen internal and external frameworks. Idrees a Shafiq [14] surveyed the public construction projects in Pakistan using a questionnaire s vey and descriptive statistics to explore the significant factors for cost overrun. They w legal issues, technical error, and project management. Xie et al. [3] surveyed critical influe factors in construction projects using fuzzy synthetic evaluation. There were 65 critical f tors covered in the research classified into four categories: project macro, project mana ment, project environment, and core stakeholder. assessment of cost overrun based on real-time, project-owned ing cost statuses and the interdependence among the influenc ous models seldom consider the effect of corrective action a overrun events. Each project has its project characteristics and cost data are more reliable for forecasting its cost trend. The m attempted to develop a prediction model to estimate cost over consecutive cost statutes, the influence factors with their de corrective action if adopted during the project execution. In addition, several past studies have also been conducted factors of project cost overrun. The classification of cost overru on the research focuses and purposes [3,9,[11][12][13][14]. For the ove factors are generally defined for the model construction. They size, project duration, etc. As discussed above, adopting proje data to estimate and control project cost overrun during projec liable. These factors belong to the project-specific level (micro-l stepwise assessed and recorded in the project cost reports base come and the corresponding influence factors. Part of the recen Table 1 and briefly explained in the following. Wang and De significant cost overrun factors: approval delay, weather, m equipment. In the study of Elhag et al. [12], several external and were summarized, such as client characteristics, consultant and tor attributes, project characteristics, contract procedures, and well as external factors and market conditions. Aljohani et al. [ causes of construction project overrun based on a literature rev of cost overrun summarized in seventeen internal and extern Shafiq [14] surveyed the public construction projects in Pakista vey and descriptive statistics to explore the significant factors legal issues, technical error, and project management. Xie et al. [ factors in construction projects using fuzzy synthetic evaluatio tors covered in the research classified into four categories: pro ment, project environment, and core stakeholder. assessment of cost o ing cost statuses and ous models seldom overrun events. Each cost data are more re attempted to develop consecutive cost stat corrective action if a In addition, seve factors of project cost on the research focu factors are generally size, project duration data to estimate and liable. These factors b stepwise assessed an come and the corresp Table 1 and briefly e significant cost over equipment. In the stu were summarized, su tor attributes, projec well as external facto causes of constructio of cost overrun sum Shafiq [14] surveyed vey and descriptive s legal issues, technical factors in constructio tors covered in the re ment, project environ Note: ◎ = factor that a Dissanayaka and Kumaraswamy (1999) [19] torical construction project data or questionnaire data; (2) few past research support the assessment of cost overrun based on real-time, project-owned data (micro-level), including cost statuses and the interdependence among the influence factors; and (3) the previous models seldom consider the effect of corrective action after the occurrence of cost overrun events. Each project has its project characteristics and cost trend; real-time project cost data are more reliable for forecasting its cost trend. The model presented in this paper attempted to develop a prediction model to estimate cost overrun probability founded on consecutive cost statutes, the influence factors with their dependence, and the effect of corrective action if adopted during the project execution.
In addition, several past studies have also been conducted that surveyed the influence factors of project cost overrun. The classification of cost overrun factors is diversified based on the research focuses and purposes [3,9,[11][12][13][14]. For the overall assessment, macro-level factors are generally defined for the model construction. They can be project scope, project size, project duration, etc. As discussed above, adopting project-owned cost performance data to estimate and control project cost overrun during project execution may be more reliable. These factors belong to the project-specific level (micro-level); i.e., they are generally stepwise assessed and recorded in the project cost reports based on cost performance outcome and the corresponding influence factors. Part of the recent research is summarized in Table 1 and briefly explained in the following. Wang and Demsetz [15] summarized five significant cost overrun factors: approval delay, weather, material delivery, labor, and equipment. In the study of Elhag et al. [12], several external and internal cost overrun factors were summarized, such as client characteristics, consultant and design parameters, contractor attributes, project characteristics, contract procedures, and procurement methods, as well as external factors and market conditions. Aljohani et al. [11] intensively surveyed the causes of construction project overrun based on a literature review. There were 173 causes of cost overrun summarized in seventeen internal and external frameworks. Idrees and Shafiq [14] surveyed the public construction projects in Pakistan using a questionnaire survey and descriptive statistics to explore the significant factors for cost overrun. They were legal issues, technical error, and project management. Xie et al. [3] surveyed critical influence factors in construction projects using fuzzy synthetic evaluation. There were 65 critical factors covered in the research classified into four categories: project macro, project management, project environment, and core stakeholder. torical construction project data or questionnaire data; (2) few past research support the assessment of cost overrun based on real-time, project-owned data (micro-level), including cost statuses and the interdependence among the influence factors; and (3) the previous models seldom consider the effect of corrective action after the occurrence of cost overrun events. Each project has its project characteristics and cost trend; real-time project cost data are more reliable for forecasting its cost trend. The model presented in this paper attempted to develop a prediction model to estimate cost overrun probability founded on consecutive cost statutes, the influence factors with their dependence, and the effect of corrective action if adopted during the project execution. In addition, several past studies have also been conducted that surveyed the influence factors of project cost overrun. The classification of cost overrun factors is diversified based on the research focuses and purposes [3,9,[11][12][13][14]. For the overall assessment, macro-level factors are generally defined for the model construction. They can be project scope, project size, project duration, etc. As discussed above, adopting project-owned cost performance data to estimate and control project cost overrun during project execution may be more reliable. These factors belong to the project-specific level (micro-level); i.e., they are generally stepwise assessed and recorded in the project cost reports based on cost performance outcome and the corresponding influence factors. Part of the recent research is summarized in Table 1 and briefly explained in the following. Wang and Demsetz [15] summarized five significant cost overrun factors: approval delay, weather, material delivery, labor, and equipment. In the study of Elhag et al. [12], several external and internal cost overrun factors were summarized, such as client characteristics, consultant and design parameters, contractor attributes, project characteristics, contract procedures, and procurement methods, as well as external factors and market conditions. Aljohani et al. [11] intensively surveyed the causes of construction project overrun based on a literature review. There were 173 causes of cost overrun summarized in seventeen internal and external frameworks. Idrees and Shafiq [14] surveyed the public construction projects in Pakistan using a questionnaire survey and descriptive statistics to explore the significant factors for cost overrun. They were legal issues, technical error, and project management. Xie et al. [3] surveyed critical influence factors in construction projects using fuzzy synthetic evaluation. There were 65 critical factors covered in the research classified into four categories: project macro, project management, project environment, and core stakeholder. torical construction project data or questionnaire data; (2) few past research support assessment of cost overrun based on real-time, project-owned data (micro-level), inclu ing cost statuses and the interdependence among the influence factors; and (3) the pre ous models seldom consider the effect of corrective action after the occurrence of c overrun events. Each project has its project characteristics and cost trend; real-time pro cost data are more reliable for forecasting its cost trend. The model presented in this pa attempted to develop a prediction model to estimate cost overrun probability founded consecutive cost statutes, the influence factors with their dependence, and the effect corrective action if adopted during the project execution. In addition, several past studies have also been conducted that surveyed the influe factors of project cost overrun. The classification of cost overrun factors is diversified ba on the research focuses and purposes [3,9,[11][12][13][14]. For the overall assessment, macro-le factors are generally defined for the model construction. They can be project scope, pro size, project duration, etc. As discussed above, adopting project-owned cost performa data to estimate and control project cost overrun during project execution may be more liable. These factors belong to the project-specific level (micro-level); i.e., they are genera stepwise assessed and recorded in the project cost reports based on cost performance o come and the corresponding influence factors. Part of the recent research is summarized Table 1 and briefly explained in the following. Wang and Demsetz [15] summarized f significant cost overrun factors: approval delay, weather, material delivery, labor, a equipment. In the study of Elhag et al. [12], several external and internal cost overrun fact were summarized, such as client characteristics, consultant and design parameters, contr tor attributes, project characteristics, contract procedures, and procurement methods, well as external factors and market conditions. Aljohani et al. [11] intensively surveyed causes of construction project overrun based on a literature review. There were 173 cau of cost overrun summarized in seventeen internal and external frameworks. Idrees a Shafiq [14] surveyed the public construction projects in Pakistan using a questionnaire s vey and descriptive statistics to explore the significant factors for cost overrun. They w legal issues, technical error, and project management. Xie et al. [3] surveyed critical influe factors in construction projects using fuzzy synthetic evaluation. There were 65 critical f tors covered in the research classified into four categories: project macro, project mana ment, project environment, and core stakeholder. torical construction project data or questionnaire data; (2) few past resea assessment of cost overrun based on real-time, project-owned data (micr ing cost statuses and the interdependence among the influence factors; an ous models seldom consider the effect of corrective action after the occ overrun events. Each project has its project characteristics and cost trend; r cost data are more reliable for forecasting its cost trend. The model present attempted to develop a prediction model to estimate cost overrun probabi consecutive cost statutes, the influence factors with their dependence, a corrective action if adopted during the project execution. In addition, several past studies have also been conducted that survey factors of project cost overrun. The classification of cost overrun factors is d on the research focuses and purposes [3,9,[11][12][13][14]. For the overall assessm factors are generally defined for the model construction. They can be proje size, project duration, etc. As discussed above, adopting project-owned co data to estimate and control project cost overrun during project execution m liable. These factors belong to the project-specific level (micro-level); i.e., th stepwise assessed and recorded in the project cost reports based on cost p come and the corresponding influence factors. Part of the recent research is Table 1 and briefly explained in the following. Wang and Demsetz [15] s significant cost overrun factors: approval delay, weather, material deliv equipment. In the study of Elhag et al. [12], several external and internal cost were summarized, such as client characteristics, consultant and design para tor attributes, project characteristics, contract procedures, and procurem well as external factors and market conditions. Aljohani et al. [11] intensive causes of construction project overrun based on a literature review. There of cost overrun summarized in seventeen internal and external framewo Shafiq [14] surveyed the public construction projects in Pakistan using a qu vey and descriptive statistics to explore the significant factors for cost over legal issues, technical error, and project management. Xie et al. [3] surveyed c factors in construction projects using fuzzy synthetic evaluation. There we tors covered in the research classified into four categories: project macro, ment, project environment, and core stakeholder. torical construction project data or questionnaire data; (2) few assessment of cost overrun based on real-time, project-owned ing cost statuses and the interdependence among the influenc ous models seldom consider the effect of corrective action a overrun events. Each project has its project characteristics and cost data are more reliable for forecasting its cost trend. The m attempted to develop a prediction model to estimate cost over consecutive cost statutes, the influence factors with their de corrective action if adopted during the project execution. In addition, several past studies have also been conducted factors of project cost overrun. The classification of cost overru on the research focuses and purposes [3,9,[11][12][13][14]. For the ove factors are generally defined for the model construction. They size, project duration, etc. As discussed above, adopting proje data to estimate and control project cost overrun during projec liable. These factors belong to the project-specific level (micro-l stepwise assessed and recorded in the project cost reports base come and the corresponding influence factors. Part of the recen Table 1 and briefly explained in the following. Wang and De significant cost overrun factors: approval delay, weather, m equipment. In the study of Elhag et al. [12], several external and were summarized, such as client characteristics, consultant and tor attributes, project characteristics, contract procedures, and well as external factors and market conditions. Aljohani et al. [ causes of construction project overrun based on a literature rev of cost overrun summarized in seventeen internal and extern Shafiq [14] surveyed the public construction projects in Pakista vey and descriptive statistics to explore the significant factors legal issues, technical error, and project management. Xie et al. [ factors in construction projects using fuzzy synthetic evaluatio tors covered in the research classified into four categories: pro ment, project environment, and core stakeholder. torical construction project dat assessment of cost overrun bas ing cost statuses and the interd ous models seldom consider t overrun events. Each project ha cost data are more reliable for f attempted to develop a predict consecutive cost statutes, the i corrective action if adopted du In addition, several past st factors of project cost overrun. T on the research focuses and pu factors are generally defined fo size, project duration, etc. As d data to estimate and control pro liable. These factors belong to th stepwise assessed and recorded come and the corresponding in Table 1 and briefly explained i significant cost overrun factor equipment. In the study of Elha were summarized, such as clien tor attributes, project character well as external factors and ma causes of construction project o of cost overrun summarized in Shafiq [14] surveyed the public vey and descriptive statistics to legal issues, technical error, and factors in construction projects tors covered in the research cla ment, project environment, and the previous research generally developed macro-level models, and they need a lot of historical construction project data or questionnaire data; (2) few past research support the assessment of cost overrun based on real-time, project-owned data (micro-level), including cost statuses and the interdependence among the influence factors; and (3) the previous models seldom consider the effect of corrective action after the occurrence of cost overrun events. Each project has its project characteristics and cost trend; real-time project cost data are more reliable for forecasting its cost trend. The model presented in this paper attempted to develop a prediction model to estimate cost overrun probability founded on consecutive cost statutes, the influence factors with their dependence, and the effect of corrective action if adopted during the project execution. In addition, several past studies have also been conducted that surveyed the influence factors of project cost overrun. The classification of cost overrun factors is diversified based on the research focuses and purposes [3,9,[11][12][13][14]. For the overall assessment, macro-level factors are generally defined for the model construction. They can be project scope, project size, project duration, etc. As discussed above, adopting project-owned cost performance data to estimate and control project cost overrun during project execution may be more reliable. These factors belong to the project-specific level (micro-level); i.e., they are generally stepwise assessed and recorded in the project cost reports based on cost performance outcome and the corresponding influence factors. Part of the recent research is summarized in Table 1 and briefly explained in the following. Wang and Demsetz [15] summarized five significant cost overrun factors: approval delay, weather, material delivery, labor, and equipment. In the study of Elhag et al. [12], several external and internal cost overrun factors were summarized, such as client characteristics, consultant and design parameters, contractor attributes, project characteristics, contract procedures, and procurement methods, as well as external factors and market conditions. Aljohani et al. [11] intensively surveyed the causes of construction project overrun based on a literature review. There were 173 causes of cost overrun summarized in seventeen internal and external frameworks. Idrees and Shafiq [14] surveyed the public construction projects in Pakistan using a questionnaire survey and descriptive statistics to explore the significant factors for cost overrun. They were legal issues, technical error, and project management. Xie et al. [3] surveyed critical influence factors in construction projects using fuzzy synthetic evaluation. There were 65 critical factors covered in the research classified into four categories: project macro, project management, project environment, and core stakeholder. the previous research generally developed macro-level models, and they need a lot of h torical construction project data or questionnaire data; (2) few past research support assessment of cost overrun based on real-time, project-owned data (micro-level), inclu ing cost statuses and the interdependence among the influence factors; and (3) the pre ous models seldom consider the effect of corrective action after the occurrence of c overrun events. Each project has its project characteristics and cost trend; real-time pro cost data are more reliable for forecasting its cost trend. The model presented in this pa attempted to develop a prediction model to estimate cost overrun probability founded consecutive cost statutes, the influence factors with their dependence, and the effect corrective action if adopted during the project execution. In addition, several past studies have also been conducted that surveyed the influe factors of project cost overrun. The classification of cost overrun factors is diversified ba on the research focuses and purposes [3,9,[11][12][13][14]. For the overall assessment, macro-le factors are generally defined for the model construction. They can be project scope, pro size, project duration, etc. As discussed above, adopting project-owned cost performa data to estimate and control project cost overrun during project execution may be more liable. These factors belong to the project-specific level (micro-level); i.e., they are genera stepwise assessed and recorded in the project cost reports based on cost performance o come and the corresponding influence factors. Part of the recent research is summarized Table 1 and briefly explained in the following. Wang and Demsetz [15] summarized f significant cost overrun factors: approval delay, weather, material delivery, labor, a equipment. In the study of Elhag et al. [12], several external and internal cost overrun fact were summarized, such as client characteristics, consultant and design parameters, contr tor attributes, project characteristics, contract procedures, and procurement methods, well as external factors and market conditions. Aljohani et al. [11] intensively surveyed causes of construction project overrun based on a literature review. There were 173 cau of cost overrun summarized in seventeen internal and external frameworks. Idrees a Shafiq [14] surveyed the public construction projects in Pakistan using a questionnaire s vey and descriptive statistics to explore the significant factors for cost overrun. They w legal issues, technical error, and project management. Xie et al. [3] surveyed critical influe factors in construction projects using fuzzy synthetic evaluation. There were 65 critical f tors covered in the research classified into four categories: project macro, project mana ment, project environment, and core stakeholder. the previous research generally developed macro-level models, and they n torical construction project data or questionnaire data; (2) few past resea assessment of cost overrun based on real-time, project-owned data (micr ing cost statuses and the interdependence among the influence factors; an ous models seldom consider the effect of corrective action after the occ overrun events. Each project has its project characteristics and cost trend; r cost data are more reliable for forecasting its cost trend. The model present attempted to develop a prediction model to estimate cost overrun probabi consecutive cost statutes, the influence factors with their dependence, a corrective action if adopted during the project execution. In addition, several past studies have also been conducted that survey factors of project cost overrun. The classification of cost overrun factors is d on the research focuses and purposes [3,9,[11][12][13][14]. For the overall assessm factors are generally defined for the model construction. They can be proje size, project duration, etc. As discussed above, adopting project-owned co data to estimate and control project cost overrun during project execution m liable. These factors belong to the project-specific level (micro-level); i.e., th stepwise assessed and recorded in the project cost reports based on cost p come and the corresponding influence factors. Part of the recent research is Table 1 and briefly explained in the following. Wang and Demsetz [15] s significant cost overrun factors: approval delay, weather, material deliv equipment. In the study of Elhag et al. [12], several external and internal cost were summarized, such as client characteristics, consultant and design para tor attributes, project characteristics, contract procedures, and procurem well as external factors and market conditions. Aljohani et al. [11] intensive causes of construction project overrun based on a literature review. There of cost overrun summarized in seventeen internal and external framewo Shafiq [14] surveyed the public construction projects in Pakistan using a qu vey and descriptive statistics to explore the significant factors for cost over legal issues, technical error, and project management. Xie et al. [3] surveyed c factors in construction projects using fuzzy synthetic evaluation. There we tors covered in the research classified into four categories: project macro, ment, project environment, and core stakeholder. the previous research generally developed macro-level model torical construction project data or questionnaire data; (2) few assessment of cost overrun based on real-time, project-owned ing cost statuses and the interdependence among the influenc ous models seldom consider the effect of corrective action a overrun events. Each project has its project characteristics and cost data are more reliable for forecasting its cost trend. The m attempted to develop a prediction model to estimate cost over consecutive cost statutes, the influence factors with their de corrective action if adopted during the project execution. In addition, several past studies have also been conducted factors of project cost overrun. The classification of cost overru on the research focuses and purposes [3,9,[11][12][13][14]. For the ove factors are generally defined for the model construction. They size, project duration, etc. As discussed above, adopting proje data to estimate and control project cost overrun during projec liable. These factors belong to the project-specific level (micro-l stepwise assessed and recorded in the project cost reports base come and the corresponding influence factors. Part of the recen Table 1 and briefly explained in the following. Wang and De significant cost overrun factors: approval delay, weather, m equipment. In the study of Elhag et al. [12], several external and were summarized, such as client characteristics, consultant and tor attributes, project characteristics, contract procedures, and well as external factors and market conditions. Aljohani et al. [ causes of construction project overrun based on a literature rev of cost overrun summarized in seventeen internal and extern Shafiq [14] surveyed the public construction projects in Pakista vey and descriptive statistics to explore the significant factors legal issues, technical error, and project management. Xie et al. [ factors in construction projects using fuzzy synthetic evaluatio tors covered in the research classified into four categories: pro ment, project environment, and core stakeholder. the previous research generally develope torical construction project data or ques assessment of cost overrun based on rea ing cost statuses and the interdependen ous models seldom consider the effect overrun events. Each project has its proje cost data are more reliable for forecasting attempted to develop a prediction mode consecutive cost statutes, the influence corrective action if adopted during the p In addition, several past studies hav factors of project cost overrun. The classif on the research focuses and purposes [3 factors are generally defined for the mod size, project duration, etc. As discussed data to estimate and control project cost o liable. These factors belong to the project stepwise assessed and recorded in the pr come and the corresponding influence fa Table 1 and briefly explained in the follo significant cost overrun factors: approv equipment. In the study of Elhag et al. [12 were summarized, such as client characte tor attributes, project characteristics, con well as external factors and market condi causes of construction project overrun ba of cost overrun summarized in seventee Shafiq [14] surveyed the public construct vey and descriptive statistics to explore t legal issues, technical error, and project m factors in construction projects using fuz tors covered in the research classified int ment, project environment, and core stak the previous research generally torical construction project dat assessment of cost overrun bas ing cost statuses and the interd ous models seldom consider t overrun events. Each project ha cost data are more reliable for f attempted to develop a predict consecutive cost statutes, the i corrective action if adopted du In addition, several past st factors of project cost overrun. T on the research focuses and pu factors are generally defined fo size, project duration, etc. As d data to estimate and control pro liable. These factors belong to th stepwise assessed and recorded come and the corresponding in Table 1 and briefly explained i significant cost overrun factor equipment. In the study of Elha were summarized, such as clien tor attributes, project character well as external factors and ma causes of construction project o of cost overrun summarized in Shafiq [14] surveyed the public vey and descriptive statistics to legal issues, technical error, and factors in construction projects tors covered in the research cla ment, project environment, and survey mentioned above, the limitations in previous research are described as follows: (1) the previous research generally developed macro-level models, and they need a lot of historical construction project data or questionnaire data; (2) few past research support the assessment of cost overrun based on real-time, project-owned data (micro-level), including cost statuses and the interdependence among the influence factors; and (3) the previous models seldom consider the effect of corrective action after the occurrence of cost overrun events. Each project has its project characteristics and cost trend; real-time project cost data are more reliable for forecasting its cost trend. The model presented in this paper attempted to develop a prediction model to estimate cost overrun probability founded on consecutive cost statutes, the influence factors with their dependence, and the effect of corrective action if adopted during the project execution. In addition, several past studies have also been conducted that surveyed the influence factors of project cost overrun. The classification of cost overrun factors is diversified based on the research focuses and purposes [3,9,[11][12][13][14]. For the overall assessment, macro-level factors are generally defined for the model construction. They can be project scope, project size, project duration, etc. As discussed above, adopting project-owned cost performance data to estimate and control project cost overrun during project execution may be more reliable. These factors belong to the project-specific level (micro-level); i.e., they are generally stepwise assessed and recorded in the project cost reports based on cost performance outcome and the corresponding influence factors. Part of the recent research is summarized in Table 1 and briefly explained in the following. Wang and Demsetz [15] summarized five significant cost overrun factors: approval delay, weather, material delivery, labor, and equipment. In the study of Elhag et al. [12], several external and internal cost overrun factors were summarized, such as client characteristics, consultant and design parameters, contractor attributes, project characteristics, contract procedures, and procurement methods, as well as external factors and market conditions. Aljohani et al. [11] intensively surveyed the causes of construction project overrun based on a literature review. There were 173 causes of cost overrun summarized in seventeen internal and external frameworks. Idrees and Shafiq [14] surveyed the public construction projects in Pakistan using a questionnaire survey and descriptive statistics to explore the significant factors for cost overrun. They were legal issues, technical error, and project management. Xie et al. [3] surveyed critical influence factors in construction projects using fuzzy synthetic evaluation. There were 65 critical factors covered in the research classified into four categories: project macro, project management, project environment, and core stakeholder. survey mentioned above, the limitations in previous research are described as follows: (1) the previous research generally developed macro-level models, and they need a lot of historical construction project data or questionnaire data; (2) few past research support the assessment of cost overrun based on real-time, project-owned data (micro-level), including cost statuses and the interdependence among the influence factors; and (3) the previous models seldom consider the effect of corrective action after the occurrence of cost overrun events. Each project has its project characteristics and cost trend; real-time project cost data are more reliable for forecasting its cost trend. The model presented in this paper attempted to develop a prediction model to estimate cost overrun probability founded on consecutive cost statutes, the influence factors with their dependence, and the effect of corrective action if adopted during the project execution. In addition, several past studies have also been conducted that surveyed the influence factors of project cost overrun. The classification of cost overrun factors is diversified based on the research focuses and purposes [3,9,[11][12][13][14]. For the overall assessment, macro-level factors are generally defined for the model construction. They can be project scope, project size, project duration, etc. As discussed above, adopting project-owned cost performance data to estimate and control project cost overrun during project execution may be more reliable. These factors belong to the project-specific level (micro-level); i.e., they are generally stepwise assessed and recorded in the project cost reports based on cost performance outcome and the corresponding influence factors. Part of the recent research is summarized in Table 1 and briefly explained in the following. Wang and Demsetz [15] summarized five significant cost overrun factors: approval delay, weather, material delivery, labor, and equipment. In the study of Elhag et al. [12], several external and internal cost overrun factors were summarized, such as client characteristics, consultant and design parameters, contractor attributes, project characteristics, contract procedures, and procurement methods, as well as external factors and market conditions. Aljohani et al. [11] intensively surveyed the causes of construction project overrun based on a literature review. There were 173 causes of cost overrun summarized in seventeen internal and external frameworks. Idrees and Shafiq [14] surveyed the public construction projects in Pakistan using a questionnaire survey and descriptive statistics to explore the significant factors for cost overrun. They were legal issues, technical error, and project management. Xie et al. [3] surveyed critical influence factors in construction projects using fuzzy synthetic evaluation. There were 65 critical factors covered in the research classified into four categories: project macro, project management, project environment, and core stakeholder. survey mentioned above, the limitations in previous research are described as follows: the previous research generally developed macro-level models, and they need a lot of h torical construction project data or questionnaire data; (2) few past research support assessment of cost overrun based on real-time, project-owned data (micro-level), inclu ing cost statuses and the interdependence among the influence factors; and (3) the pre ous models seldom consider the effect of corrective action after the occurrence of c overrun events. Each project has its project characteristics and cost trend; real-time pro cost data are more reliable for forecasting its cost trend. The model presented in this pa attempted to develop a prediction model to estimate cost overrun probability founded consecutive cost statutes, the influence factors with their dependence, and the effect corrective action if adopted during the project execution. In addition, several past studies have also been conducted that surveyed the influe factors of project cost overrun. The classification of cost overrun factors is diversified ba on the research focuses and purposes [3,9,[11][12][13][14]. For the overall assessment, macro-le factors are generally defined for the model construction. They can be project scope, pro size, project duration, etc. As discussed above, adopting project-owned cost performa data to estimate and control project cost overrun during project execution may be more liable. These factors belong to the project-specific level (micro-level); i.e., they are genera stepwise assessed and recorded in the project cost reports based on cost performance o come and the corresponding influence factors. Part of the recent research is summarized Table 1 and briefly explained in the following. Wang and Demsetz [15] summarized f significant cost overrun factors: approval delay, weather, material delivery, labor, a equipment. In the study of Elhag et al. [12], several external and internal cost overrun fact were summarized, such as client characteristics, consultant and design parameters, contr tor attributes, project characteristics, contract procedures, and procurement methods, well as external factors and market conditions. Aljohani et al. [11] intensively surveyed causes of construction project overrun based on a literature review. There were 173 cau of cost overrun summarized in seventeen internal and external frameworks. Idrees a Shafiq [14] surveyed the public construction projects in Pakistan using a questionnaire s vey and descriptive statistics to explore the significant factors for cost overrun. They w legal issues, technical error, and project management. Xie et al. [3] surveyed critical influe factors in construction projects using fuzzy synthetic evaluation. There were 65 critical f tors covered in the research classified into four categories: project macro, project mana ment, project environment, and core stakeholder. survey mentioned above, the limitations in previous research the previous research generally developed macro-level model torical construction project data or questionnaire data; (2) few assessment of cost overrun based on real-time, project-owned ing cost statuses and the interdependence among the influenc ous models seldom consider the effect of corrective action a overrun events. Each project has its project characteristics and cost data are more reliable for forecasting its cost trend. The m attempted to develop a prediction model to estimate cost over consecutive cost statutes, the influence factors with their de corrective action if adopted during the project execution. In addition, several past studies have also been conducted factors of project cost overrun. The classification of cost overru on the research focuses and purposes [3,9,[11][12][13][14]. For the ove factors are generally defined for the model construction. They size, project duration, etc. As discussed above, adopting proje data to estimate and control project cost overrun during projec liable. These factors belong to the project-specific level (micro-l stepwise assessed and recorded in the project cost reports base come and the corresponding influence factors. Part of the recen Table 1 and briefly explained in the following. Wang and De significant cost overrun factors: approval delay, weather, m equipment. In the study of Elhag et al. [12], several external and were summarized, such as client characteristics, consultant and tor attributes, project characteristics, contract procedures, and well as external factors and market conditions. Aljohani et al. [ causes of construction project overrun based on a literature rev of cost overrun summarized in seventeen internal and extern Shafiq [14] surveyed the public construction projects in Pakista vey and descriptive statistics to explore the significant factors legal issues, technical error, and project management. Xie et al. [ factors in construction projects using fuzzy synthetic evaluatio tors covered in the research classified into four categories: pro ment, project environment, and core stakeholder. survey mentioned above, the limitations in previou the previous research generally developed macro-l torical construction project data or questionnaire d assessment of cost overrun based on real-time, pro ing cost statuses and the interdependence among ous models seldom consider the effect of correct overrun events. Each project has its project characte cost data are more reliable for forecasting its cost tr attempted to develop a prediction model to estima consecutive cost statutes, the influence factors wi corrective action if adopted during the project exec In addition, several past studies have also been factors of project cost overrun. The classification of on the research focuses and purposes [3,9,[11][12][13][14]. F factors are generally defined for the model construc size, project duration, etc. As discussed above, ado data to estimate and control project cost overrun du liable. These factors belong to the project-specific le stepwise assessed and recorded in the project cost come and the corresponding influence factors. Part Table 1 and briefly explained in the following. Wa significant cost overrun factors: approval delay, equipment. In the study of Elhag et al. [12], several e were summarized, such as client characteristics, con tor attributes, project characteristics, contract proc well as external factors and market conditions. Aljo causes of construction project overrun based on a li of cost overrun summarized in seventeen internal Shafiq [14] surveyed the public construction project vey and descriptive statistics to explore the signific legal issues, technical error, and project managemen factors in construction projects using fuzzy syntheti tors covered in the research classified into four cat ment, project environment, and core stakeholder. survey mentioned above, the li the previous research generally torical construction project dat assessment of cost overrun bas ing cost statuses and the interd ous models seldom consider t overrun events. Each project ha cost data are more reliable for f attempted to develop a predict consecutive cost statutes, the i corrective action if adopted du In addition, several past st factors of project cost overrun. T on the research focuses and pu factors are generally defined fo size, project duration, etc. As d data to estimate and control pro liable. These factors belong to th stepwise assessed and recorded come and the corresponding in Table 1 and briefly explained i significant cost overrun factor equipment. In the study of Elha were summarized, such as clien tor attributes, project character well as external factors and ma causes of construction project o of cost overrun summarized in Shafiq [14] surveyed the public vey and descriptive statistics to legal issues, technical error, and factors in construction projects tors covered in the research cla ment, project environment, and factors were identified for developing the Bayesian network classifier. Based upon the survey mentioned above, the limitations in previous research are described as follows: (1) the previous research generally developed macro-level models, and they need a lot of historical construction project data or questionnaire data; (2) few past research support the assessment of cost overrun based on real-time, project-owned data (micro-level), including cost statuses and the interdependence among the influence factors; and (3) the previous models seldom consider the effect of corrective action after the occurrence of cost overrun events. Each project has its project characteristics and cost trend; real-time project cost data are more reliable for forecasting its cost trend. The model presented in this paper attempted to develop a prediction model to estimate cost overrun probability founded on consecutive cost statutes, the influence factors with their dependence, and the effect of corrective action if adopted during the project execution. In addition, several past studies have also been conducted that surveyed the influence factors of project cost overrun. The classification of cost overrun factors is diversified based on the research focuses and purposes [3,9,[11][12][13][14]. For the overall assessment, macro-level factors are generally defined for the model construction. They can be project scope, project size, project duration, etc. As discussed above, adopting project-owned cost performance data to estimate and control project cost overrun during project execution may be more reliable. These factors belong to the project-specific level (micro-level); i.e., they are generally stepwise assessed and recorded in the project cost reports based on cost performance outcome and the corresponding influence factors. Part of the recent research is summarized in Table 1 and briefly explained in the following. Wang and Demsetz [15] summarized five significant cost overrun factors: approval delay, weather, material delivery, labor, and equipment. In the study of Elhag et al. [12], several external and internal cost overrun factors were summarized, such as client characteristics, consultant and design parameters, contractor attributes, project characteristics, contract procedures, and procurement methods, as well as external factors and market conditions. Aljohani et al. [11] intensively surveyed the causes of construction project overrun based on a literature review. There were 173 causes of cost overrun summarized in seventeen internal and external frameworks. Idrees and Shafiq [14] surveyed the public construction projects in Pakistan using a questionnaire survey and descriptive statistics to explore the significant factors for cost overrun. They were legal issues, technical error, and project management. Xie et al. [3] surveyed critical influence factors in construction projects using fuzzy synthetic evaluation. There were 65 critical factors covered in the research classified into four categories: project macro, project management, project environment, and core stakeholder. factors were identified for developing the Bayesian network classifier. Based upon the survey mentioned above, the limitations in previous research are described as follows: (1) the previous research generally developed macro-level models, and they need a lot of historical construction project data or questionnaire data; (2) few past research support the assessment of cost overrun based on real-time, project-owned data (micro-level), including cost statuses and the interdependence among the influence factors; and (3) the previous models seldom consider the effect of corrective action after the occurrence of cost overrun events. Each project has its project characteristics and cost trend; real-time project cost data are more reliable for forecasting its cost trend. The model presented in this paper attempted to develop a prediction model to estimate cost overrun probability founded on consecutive cost statutes, the influence factors with their dependence, and the effect of corrective action if adopted during the project execution. In addition, several past studies have also been conducted that surveyed the influence factors of project cost overrun. The classification of cost overrun factors is diversified based on the research focuses and purposes [3,9,[11][12][13][14]. For the overall assessment, macro-level factors are generally defined for the model construction. They can be project scope, project size, project duration, etc. As discussed above, adopting project-owned cost performance data to estimate and control project cost overrun during project execution may be more reliable. These factors belong to the project-specific level (micro-level); i.e., they are generally stepwise assessed and recorded in the project cost reports based on cost performance outcome and the corresponding influence factors. Part of the recent research is summarized in Table 1 and briefly explained in the following. Wang and Demsetz [15] summarized five significant cost overrun factors: approval delay, weather, material delivery, labor, and equipment. In the study of Elhag et al. [12], several external and internal cost overrun factors were summarized, such as client characteristics, consultant and design parameters, contractor attributes, project characteristics, contract procedures, and procurement methods, as well as external factors and market conditions. Aljohani et al. [11] intensively surveyed the causes of construction project overrun based on a literature review. There were 173 causes of cost overrun summarized in seventeen internal and external frameworks. Idrees and Shafiq [14] surveyed the public construction projects in Pakistan using a questionnaire survey and descriptive statistics to explore the significant factors for cost overrun. They were legal issues, technical error, and project management. Xie et al. [3] surveyed critical influence factors in construction projects using fuzzy synthetic evaluation. There were 65 critical factors covered in the research classified into four categories: project macro, project management, project environment, and core stakeholder. factors were identified for dev survey mentioned above, the li the previous research generally torical construction project dat assessment of cost overrun bas ing cost statuses and the interd ous models seldom consider t overrun events. Each project ha cost data are more reliable for f attempted to develop a predict consecutive cost statutes, the i corrective action if adopted du In addition, several past st factors of project cost overrun. T on the research focuses and pu factors are generally defined fo size, project duration, etc. As d data to estimate and control pro liable. These factors belong to th stepwise assessed and recorded come and the corresponding in Table 1 and briefly explained i significant cost overrun factor equipment. In the study of Elha were summarized, such as clien tor attributes, project character well as external factors and ma causes of construction project o of cost overrun summarized in Shafiq [14] surveyed the public vey and descriptive statistics to legal issues, technical error, and factors in construction projects tors covered in the research cla ment, project environment, and factors were identified for developing the Bayesian network classifier. Based upon the survey mentioned above, the limitations in previous research are described as follows: (1) the previous research generally developed macro-level models, and they need a lot of historical construction project data or questionnaire data; (2) few past research support the assessment of cost overrun based on real-time, project-owned data (micro-level), including cost statuses and the interdependence among the influence factors; and (3) the previous models seldom consider the effect of corrective action after the occurrence of cost overrun events. Each project has its project characteristics and cost trend; real-time project cost data are more reliable for forecasting its cost trend. The model presented in this paper attempted to develop a prediction model to estimate cost overrun probability founded on consecutive cost statutes, the influence factors with their dependence, and the effect of corrective action if adopted during the project execution. In addition, several past studies have also been conducted that surveyed the influence factors of project cost overrun. The classification of cost overrun factors is diversified based on the research focuses and purposes [3,9,[11][12][13][14]. For the overall assessment, macro-level factors are generally defined for the model construction. They can be project scope, project size, project duration, etc. As discussed above, adopting project-owned cost performance data to estimate and control project cost overrun during project execution may be more reliable. These factors belong to the project-specific level (micro-level); i.e., they are generally stepwise assessed and recorded in the project cost reports based on cost performance outcome and the corresponding influence factors. Part of the recent research is summarized in Table 1 and briefly explained in the following. Wang and Demsetz [15] summarized five significant cost overrun factors: approval delay, weather, material delivery, labor, and equipment. In the study of Elhag et al. [12], several external and internal cost overrun factors were summarized, such as client characteristics, consultant and design parameters, contractor attributes, project characteristics, contract procedures, and procurement methods, as well as external factors and market conditions. Aljohani et al. [11] intensively surveyed the causes of construction project overrun based on a literature review. There were 173 causes of cost overrun summarized in seventeen internal and external frameworks. Idrees and Shafiq [14] surveyed the public construction projects in Pakistan using a questionnaire survey and descriptive statistics to explore the significant factors for cost overrun. They were legal issues, technical error, and project management. Xie et al. [3] surveyed critical influence factors in construction projects using fuzzy synthetic evaluation. There were 65 critical factors covered in the research classified into four categories: project macro, project management, project environment, and core stakeholder. The cost overrun factors were apparently different in the mentioned studies. This research attempts to forecast cost overruns probability based on the project-owned cost performance data, influence factors, and corrective action if adopted. By unifying the factors proposed in the previous studies, these attributes were reclassified based on their common characteristics. Nine significant project-specific classification factors were defined. They are design ability, change order, management quality, subcontractor coordination, project condition, procurement approach, market impact, contract argument, and force majeure. The project cost tends to overrun if the poor status of these factors occurs during construction project execution. The real-time status of these factors can be summarized and surveyed following the project reports and checklists. Based upon these status data as inputs to the model in the following, the cost overrun risk can be in-time assessed, and the effect of the corrective action is also surveyed. According to the survey of cost overrun risk and influence factors, the project management division can timely establish proper effective cost-risk treatment plans to mitigate the chances of cost overrun during construction project operation.

Materials and Methods
To achieve the abovementioned objectives, DBN was proposed to forecast the cost overrun possibility in accordance to the interdependent factors of cost overrun and the corrective action. I/O HMM was further used to simulate the cost overrun occurrences, on which the influence factors are dependent. In the proposed model the corrective action is also considered as output in the model once the cost overrun occurs. PF algorithm was proposed to approximately estimate the cost overrun probability in the hidden nodes of I/O HMM and to learn the unknown parameters and update the cost information in a real-time manner.
The conceptual diagram of the aforementioned model and its use is illustrated in Figure 1. Conventionally practical project control typically adopts earned value management (EVM) to assess the project cost and schedule performances [18]. In EVM, accumulated cost data are plotted as a trend curve, and the cost performance statuses are assessed based on the cost performance index (CPI). Once CPI reaches below 0.90, corrective measures need to be taken. Moreover, if future potential cost overrun events can be identified based on the existing cost trend curve, preventive actions can be proposed to reduce the project cost overrun risk. Classical EVM extrapolation approaches are used to explore future cost performance trends; nevertheless, consecutive cost statuses, influence factors with their independence, and the effect of corrective action are not included in the EVM extrapolation. To overcome the limitations of classical extrapolation methods, a DBN-based cost overrun forecasting model is proposed, and its usage is shown in Figure 1

DBN and HMM
DBN is an extension of BN and it represents time influence of variables. These sequences are often based on time series or logical consequences at the problem domain. DBN consists of three fundamental theories: (a) probability theory, (b) graph theory, and (c) time series. Based on Bayes' theorem and full probability theorem, the static results (i.e., posterior probabilities at BN nodes) are first inferenced. The posterior probabilities at the different time periods are further estimated along with time sequence at DBN.
The hidden Markov method (HMM) can be regarded as the simplest DBN. For the purpose of effective analysis and inference, DBN is generally converted into HMM. There are four typical kinds of HMM suitable for DBN modeling (see Figure 2). Basic HMM consists of hidden nodes and observation nodes. Generally, the events to be predicted are modeled as hidden nodes and their consequence are described as Markov chain. Observation nodes are typically chosen to encode domain knowledge. The observation series is modeled based on the assumption that each observation only relies on an individual hidden state. HMM with mixture-of-Gaussians output (Mix-Gauss HMM) assumes the events follow Gaussian distribution. Auto-regressive HMM (AR HMM) is constructed under the condition that the observation nodes are time dependent. The last input-output HMM (I/O HMM) is used to model the problem in which some influence factors are formed as input to the hidden nodes and the sequence of observations is based upon the output states of hidden nodes. In our problem, nine influence factors were identified and organized as BN structure. The cost overrun events to be predicted are defined as the hidden nodes. The corrective actions may be taken once project cost overrun occurs. The

Particle Filter (PF)
PF is a sequential Monte Carlo simulation method, and it is a powerful tool for performing dynamic state estimation under noisy conditions using recursive Bayesian inference. It provides great, efficient, and flexible capability to approximate the systems with nonlinear functions and non-Gaussian noisy distributions [19,[22][23][24][25][26]. Two factors that influence PF efficiency and accuracy are the particle number defined for the posterior distribution estimate and the transition function used to reassign these PF particles at the iteration.
As shown in Figure 3, in our study, PF was used to approximately explore the chance of cost overrun as the posterior probability based upon I/O HMM. To explore the posterior probability, the common PF procedure is as follows: using a collection of N weighted samples or particles, at time k, where ( ) is the weight of particle, a particle representation of this density: ( | : Consider all the integrals needed to be performed at each filtering step: The recursive definition is used to compute the filtered distribution (1) given the distribution. With a particle representation for (2), it can be approximated as:

Particle Filter (PF)
PF is a sequential Monte Carlo simulation method, and it is a powerful tool for performing dynamic state estimation under noisy conditions using recursive Bayesian inference. It provides great, efficient, and flexible capability to approximate the systems with nonlinear functions and non-Gaussian noisy distributions [19,[22][23][24][25][26]. Two factors that influence PF efficiency and accuracy are the particle number defined for the posterior distribution estimate and the transition function used to reassign these PF particles at the iteration.
As shown in Figure 3, in our study, PF was used to approximately explore the chance of cost overrun as the posterior probability based upon I/O HMM. To explore the posterior probability, the common PF procedure is as follows: using a collection of N weighted samples or particles, at time k, where π (i) k is the weight of particle, a particle representation of this density:

Particle Filter (PF)
PF is a sequential Monte Carlo simulation method, and it is a powerful tool for performing dynamic state estimation under noisy conditions using recursive Bayesian inference. It provides great, efficient, and flexible capability to approximate the systems with nonlinear functions and non-Gaussian noisy distributions [19,[22][23][24][25][26]. Two factors that influence PF efficiency and accuracy are the particle number defined for the posterior distribution estimate and the transition function used to reassign these PF particles at the iteration.
As shown in Figure 3, in our study, PF was used to approximately explore the chance of cost overrun as the posterior probability based upon I/O HMM. To explore the posterior probability, the common PF procedure is as follows: using a collection of N weighted samples or particles, at time k, where ( ) is the weight of particle, a particle representation of this density: ( | : Consider all the integrals needed to be performed at each filtering step: The recursive definition is used to compute the filtered distribution (1) given the distribution. With a particle representation for (2), it can be approximated as: Consider all the integrals needed to be performed at each filtering step: The recursive definition is used to compute the filtered distribution (1) given the distribution. With a particle representation for (2), it can be approximated as: In this proposed model, importance sampling (IS) was adopted to create some appropriate sets of particles for representing the distribution of interest (3). It refers to a collection of Monte Carlo methods where a statistical expectation with respect to a target distribution is approximated by a weighted average of random draws from another distribution. Suppose that there is a density from which it is difficult to draw samples, but easy to evaluate for some particular samples, then an approximation to can be calculated as follows: Note that any distribution, known as a proposal distribution, can be used here, generally defined as uniform distribution. In overall PF, approximate inference of I/O HMM is composed of four steps as follows: k from the proposal distribution q(x k ): Uniformly select a random number r over [0, 1], and then perform sampling from k−1 ) with the chosen particle i. This transition model assumes a linear Gaussian model, but any other model with easy sampling can be utilized.

2.
Set the weight π (i) k as the likelihood: The samples x (j) k and above are evenly taken from p(x k |yˆ0 :k−1 ). They are recursively reweighted in this fashion to account for evidence yˆk.

Conduct I/O HMM inference:
Prior to the common procedure of PF, the transition probability of hidden nodes along with time series and the impact of the influence of BN factors on the hidden states should be integrated and normalized. Then PF, is used to approximate I/O HMM.

I/O HMM Model Procedure
The overall procedure of model construction from DBN to I/O HMM and PF and execution is depicted in Figure 4. The DBN's construction is composed of three steps: (1) the determination of BN nodes; (2) the elicitation of the dependence among BN nodes and their conditional probability tables (CPT); and (3) the conversion from BN to DBN. As depicted in Table 1, based on literature review and expert judgement, nine main factors were summarized and used to formulate BN. They are design ability, change order, management quality, subcontractor coordination, project condition, procurement approach, market impact, contract argument, and force majeure. They are formulated as basic BN nodes.  The second step of DBN construction is to define the relationships among BN nodes. This study applied the expert knowledge cause-result questionnaire by Hu et al. [27] to define the Bayesian network [17]. Mainly, the dependency matrix was utilized to collect the information about the node relationships. In the dependency matrix, the arrow stands for the dependencies from the parent nodes to the children nodes and the cross-out (X) mark means no dependency between nodes. This research interviewed four experts in the construction industry with over 15 years of practical experience. The dependencies among nine cost overrun influence factors are shown in Table 2 and the BN architecture was formulated based on Table 2 and depicted in Figure 5. The matrix is symmetric; the lower left cells are omitted. The second step of DBN construction is to define the relationships among BN nodes. This study applied the expert knowledge cause-result questionnaire by Hu et al. [27] to define the Bayesian network [17]. Mainly, the dependency matrix was utilized to collect the information about the node relationships. In the dependency matrix, the arrow stands for the dependencies from the parent nodes to the children nodes and the cross-out (X) mark means no dependency between nodes. This research interviewed four experts in the construction industry with over 15 years of practical experience. The dependencies among nine cost overrun influence factors are shown in Table 2 and the BN architecture  was formulated based on Table 2 and depicted in Figure 5. The matrix is symmetric; the lower left cells are omitted.   In addition to the BN structure, CPTs are required for BN inference. CPTs are generally elicited by past evidence, causal model, expert judgment, or combinative approaches [28][29][30]. This paper adopted expert judgment because of the constraint of past evidence. Nevertheless, CPT explosion could occur under the situation of several parent nodes and multiple states. For example, if a child node has four parent nodes and the number of their states is five, the total number of CPT values can be a great as 5 5 (3125). In addition, the elicited probability values based on the experts' experiences could be conflicting, particularly under explosive CPT conditions. Several methods have been explored to overcome the large CPT problem [17,20,28]. This study adopted the ranked nodes concept behind AgenaRisk to overcome the abovementioned difficulties [20]. At first, experts defined the weights among BN nodes. By coupling the weights with several predefined AgenaRisk parameters (typically AND and OR), the CPT values could be promptly estimated.
Basic DBN was formulated by converting static BN into dynamic BN based upon their temporal relationships. It is believed that the past cost overrun status will have an impact on the current status. Our research assumed that the temporal transition of cost overrun status follows a Markovian chain. Moreover, in addition to the cost overrun status sequence, the ongoing cost overrun status is also instantly influenced by the internal or external factors that were explored and formulated as static BN. Internal factors are the cost overrun factors that occur within the project scope, such as management quality and subcontractors' coordination. External factors are outside this project's scope, such as market impact and force majeure.
In the project control, the project managers needed to determine whether the corrective actions were required to lessen the gap between actual and planned performances after the occurrence of cost overrun. Practical project control typically adopts earned value management (EVM) to assess the project cost and schedule performances [18]. In practice, the warning level of cost performance index (CPI) is generally defined as 0.95. When CPI falls within range of 0.90 to 0.95, more intensive monitoring measurements are suggested. When CPI reaches below 0.90, corrective measures need to be taken for the prevention of the project cost going out of control. In DBN, corrective action was added into the model as the observation (output) nodes. Based upon the abovementioned discussion, the status of the corrective actions as the input to the observation node is defined into three levels: no action, intensive monitoring, and corrective action.
At the final stage, by combining the interdependent influence factors as static BN, cost overrun status as the hidden nodes, and corrective action as the observation nodes along with time sequence, I/O HMM architecture was formulated by transforming DBN, as shown in Figure 5. PF was then used for approximate inference.

Case Description
Six real building and MRT construction projects in Taiwan with 53 monthly cost data in total were used for model validation and sensitivity analysis. The case background is depicted in Table 3. To more comprehensively survey the appropriateness of the model, data sampling was allocated to the different construction phases. Some are at the decoration stage, and some at the structure stage.

Model Validation
By conducting I/O HMM model inference with the input of real construction project data, the prediction results and their accuracies are shown in Table 4. The accuracy percentage is 86.8% overall. Three comparisons were performed for model validation. First, a project cost overrun risk prediction model using real-time Bayesian analysis was explored and constructed by Jenny (2008) [31]. Cost overrun event occurrence was assumed to follow a Poisson arrival pattern, and corrective action can be taken once poor cost status has occurred. The accuracy percentage of Jenny's model (2008) is 82.8%. I/O HMM model proposed in this study provides higher accuracy in cost overrun prediction. Secondly, the cost overrun risk can also be estimated using static BN, in which past cost overrun status is neglected. Prior information was identified and input into BN to individually forecast the cost overrun status at each phase. The overall accuracy percentage of static BN is 82.9%. As shown in the following subsection, sensitivity analysis, past cost overrun status also plays an important role on the prediction. If such information is not covered in the prediction model, the model's accuracy may decline. In addition to model accuracy comparison, our model considers the combinative impact of the dependent influence factors that has rarely been explored in the previous cost overrun prediction models. Significant factors and their deferred effect can be identified based on the proposed model so that proper, effective cost-risk treatment plans can be more appropriately developed.
Finally, to compare project cost trend prediction with earned value management (EVM) on the same basis, EVM-predicted cost performances were converted to the cost overrun probability values and counted following a normal distribution, in which the overrun average and the standard deviation were estimated based upon project cost data. The percentage of accuracy of EVM with simple extrapolation is 76.8%, and our model was more accurate than EVM. In addition, our model also considers the effect of corrective action, which is hardly considered in EVM.
The project decision is also affected by the correctness of the model conclusion. As stated in Table 4, around 13% prediction error exists in the prediction model. A hypothesis test was further conducted to figure out the false positive and negative model conclusions (type I and II errors, respectively). There were seven predicted errors in total, in which four wrong predictions belong to type I error and three predictions type II error. Type I in particular error means that the prediction model indicates a low cost overrun probability; nevertheless, the real cost overrun does occur at this stage. In other words, with around 6% possibility, the model provides a more serious error message to project management because project managers may miss the chance to take timely cost overrun corrective action. Exploring the raw data in detail, it is found that the type I error generally occurs at after long and continuous cost underrun statuses. Further assessment and model calibration are recommended.

Sensitivity Analysis
One-parameter sensitivity analysis was further performed to study significant influence factors of cost overrun. Such information provides valuable support to an effective cost management program. Project managers can pay more attention to the significant factors based upon sensitivity analysis once cost overrun occurs. The sensitivity analysis result is summarized in Table 5. Management quality is the most significant cost overrun factor overall. Subcontractor coordination is the second sensitive factor. The project manager can enhance management quality and set up an effective communication mechanism to coordinate subcontractors to prevent the occurrence of cost overrun under the condition of the cost overrun warning generated by the prediction model. Moreover, the past cost overrun status is also a significant indicator of cost overrun in the following project stages. If preceding cost overrun did occur, there is high possibility of the occurrence of cost overrun both at the present moment and in future. From the perspective of modeling, the information about past cost overrun status is important to the prediction's accuracy. It is better to build the cost overrun prediction model using a time-sequence approach, such as DBN.

Discussion
In theory, prediction models can generally be classified into two categories: the causal model and the time-sequential model. The causal prediction model must summarize the common significant causes to build the model. The time-sequential model mainly relies on the historical time series data of surveyed problems to build the model, such as EVM extrapolation and time series. Both have their own features and advantages. This study aimed to develop a prediction model by unifying the characteristics and the advantages of both the causal model and the time-sequential model while only employing the project's own cost data as input. This study used DBN to formulate problem architecture and to use I/O HMM with PF to run inference. The proposed model combined the time-sequential model, HMM, and the causal prediction model, static BN, to construct I/O HMM. Static BN, a causal prediction architecture, was used to assess the impact of influence factors on project cost overrun. HMM, a time-sequential prediction model, was used to simulate project cost performance trends based on project-owned cost performance status at each stage, and the corrective action once used. Overall, by unifying the characteristics and advantages of both the causal prediction model and the time-sequential prediction model, coupling with the consideration of the corrective actions, the model proposed in this paper showed better prediction results in accuracy, compared with EVM with simple extrapolation, HMM, and static BN.
However, some limitations in the model setting should not be neglected. Model calibration requires further research to improve the accuracy and usefulness of the model. First, model accuracy can improve if further adjustments are made for factors affecting cost overruns. Nine cost overrun factors and their interdependence were adopted to establish BN in this paper. As stated in the literature review, many internal and external factors could result in project cost overrun. A more comprehensive survey of influence factors and their interdependence can be carried out to build BN architecture.
Next, three BN construction approaches are generally used: (1) learning from a large amount of training data; (2) based on the experience of domain experts; and (3) a hybrid. The second approach is generally used for practical BN construction because of the constraint of data availability. Due to the constraint of research duration, four domain experts were invited to explore BN node dependencies and CPTs. In the future, more domain experts should be invited to establish a more reliable BN.
Finally, the proposed model provided higher prediction accuracy compared with three different prediction models. The model would benefit by examining the more suitable cost overrun sequence model besides I/O HMM, as well as more realistic corrective actions and cost status assessments. As depicted in Table 4, there are still some type I and II errors. Further assessment and model calibration are recommended. In this paper, the corrective actions were defined as a status variable with three levels: no action, intensive monitoring, and corrective action. Practical correction action types and their effects could vary depending on the project scope and condition. Further tuning of these model parameters is recommended.

Conclusions
This study proposed a new method of project cost overrun risk prediction based on DBN. I/O HMM with particle filter was further used to run inference. The accuracy of the proposed model and algorithm was verified against six building and MRT projects in Taiwan. It provided higher accuracy in prediction compared with three other prediction approaches. Moreover, several significant influence factors of cost overrun were identified based on sensitivity analysis. They were management quality, subcontractor coordination, and past cost overrun statuses. This proposed method is able to provide fast and timely estimate of cost overrun probability based upon the preceding cost status and the interdependent influence factors of the DBN. This method supports a realistic preliminary prediction of project cost overrun risk. Based upon the output from the model, project managers can take proper effective cost-risk treatment action ahead of the occurrence of cost overrun. Data Availability Statement: Due to the length of this article, the raw data for this study are not included in this paper but are available upon request. The data can be obtained by contacting the corresponding author at leuss@mail.ntust.edu.tw.