Time–Cost Schedules and Project–Threats Indication

: One of the most common disciplines in a business or economic project is timing and resource review. Despite the frequency of use, the level of sophistication is not high enough to maintain its level of importance. Exceeding deadlines and non-compliance with contractual costs is more than common. Moreover, there are projects where uncertainties are a naturally accompanying phenomenon. Research projects, implementation of solutions in a time-limited situation, or in an environment of limited knowledge creates risk. Any project proposal faces future realization risks when its planning management does not know with certainty where the current risks and uncertainties may come from. Decision-making, risk management dynamics, and simulations have developed in recent decades into an erudite and useful discipline. The aim is to indicate how much of the time–cost schedule proposal is stable, controllable, and economically feasible. The approach is based on the idea that modern resource scheduling requires nonlinear dynamic calculating models and simulations. The methodology presented is based on the dynamics of underlying physical and economic processes that form a spatial pattern of a time series. The article’s objective is devoted to the early indication of a dynamic project schedule’s instability and predisposition to bifurcation and chaos. In other words, the aim is to show not only what will happen but how diverse and damaging the project may become in the future.


Introduction
The idea of production planning, scheduling, and control (PPSC) has been used in modern economic and business applications for the last three centuries [1]. Today, risk, uncertainty, and simulation are substantial parts of entrepreneurship and are common to economic dynamics. The expectations of PPSC might suffer from unintentionally undesirable chaotic consequences. Such a time-cost schedule undermines the efficiency of rudimentary project documentation [2,3]. Management decisions based on empirical schedules can be counterproductive and may have long-term negative "Trojan horse" consequences.

Publication Frequency
The term PPSC has been cited in 1584 publication links in the citation database Web of Science from 1.Q/2021 to present. The kernel terms are time and cost scheduling (TCS) and refer to 25,752 publications, divided into research segments, as shown in Table 1.
The definition of risk in engineering is formulated as the product of an activity's risk probability and (cost) consequences evaluation. A calculation of the risk may be considered satisfactory for well-defined situations with a small number of influences; extensive feedback issues in risk evaluation may result in chaos and require improvements [4]. Exceeding deadlines and increased implementation costs cause this deviation from the desired result. Further discussion of this theory and comments are available in [5]. The early recognition of the built-in prerequisites for chaotic time and cost instability will help increase project utility; however, this will only be effective in the early stages of the project proposal. The need for sophisticated management is presented in the useful opinion of [6]: "Without chaos there would be no creation, no structure and no existence. After all, order is merely the repetition of patterns; chaos is the process that establishes those patterns. Without this creative self-organizing force, the universe would be devoid of biological life, the birth of stars and galaxies-everything we have come to know".
The basic attitude is that it is desirable to develop more comprehensive methods and advanced computer software for the evaluation of risk and its original roots in organizational structure. However, the priority for a more comprehensive risk management structure seems to be more urgent than the technical indicators themselves.
There are a few fundamental approaches [7][8][9] to risk evaluation: (a) Parametric methods; (b) Simulation on the basis of classical input-output observations; (c) Simulations on the basis of the Monte Carlo method and pseudo-random numbers, the presented paper extends this scheme; (d) Identification of build-in deterministic chaos in the structure of a model. The last two methodologies mentioned are associated with the approach presented in this paper, which was undertaken to emphasize that risk evaluation and indicators are the only requirements for risk management as it maneuvers into a coordinated process. Modern management practice requires more complex tools for a wide range of routine management decisions, such as cost-benefit analysis, decision trees, game theory, heuristic methods, optimization, etc. Increased industrial production and productivity require more sophisticated tools for analysis [10] and decision support, which will fundamentally depend on better decision analysis [11,12]. Extensive studies of the escalation of durations and costs in major projects yield surprising results [13]. The outcome is that long-term productivity declines in key technological processes. The justification is mostly the divergence between expected and realized costs [14]. For example, in nuclear power plants, the costs of the reactor containment building more than doubled, primarily due to declining industrial investment labor productivity. Construction productivity in recent US nuclear power plants reported up to 13 times lower production speeds than original industry expectations [13]. The situation in the EU indicated a similar dynamic, as discussed in [15].

Article Contributions
The contribution of this article is the extension of tools for the evaluation of project proposals and the implementation of preparations (investments, strategies, research activities, etc.). The dynamic properties of design and implementation (including use) have not yet been reflected in the tools of engineering practice. The potential for development based on industrial vitality is being exhausted, and the lack of stability of economic and technical projects is limiting for development. A deeper analysis of project feasibility is necessary. Visual tools processed in the text, such as phase portraits in loops, show signs of situations that require further analysis. Phase portraits without loop formations can be described as practically acceptable. Responsible management should not create statements, but find solutions. Identifying threats and critical situations is the first step. Targeted proposals for changes and adjustments are the second step. We also consider modifications (design, economic, etc.) to the parameters of inputs (volumes, ranges, production speeds, acceleration of critical processes, etc.) of individual partially implemented activities. Behind the outputs are the parameters of the project as a whole (deadlines, realized total volumes, implementation speeds, minimization of changes in acceleration +/−) during implementation, and more.
Dynamical processes, including economics, physics, mathematics, biology, engineering, and more, have played a prominent role in many disciplines for more than a century.
Many types of research have focused on issues of static and dynamic models, fractals, self-similarity. The exaggeration of objectivity can be associated with the start of modern development with the work of Leibnitz (1646-1716) on recursive self-similarity, and later by Weierstrasse, who describes continuous non-differentiable functions. The first fractal is attributed to the Czech mathematician Bernard Bolzano (1781-1848) in [16]; interesting details are provided in [17]. Dynamic processes are developed into broad, diversified areas regarding long-range dependences, long-memory data, time series analysis, and numerous others.
Harrod offers interesting early standpoints to dynamic theory in [18], which states, "Static theory consists of a classification of terms with a view to systematic thinking, together with the extraction of such knowledge about the adjustments due to a change of circumstances . . . ". He brings up an inspiring idea: "Attempts to construct a dynamic theory have recently been proceeding upon another line-namely, by the study of time lags between certain adjustments".

Methods
The study addresses the issue of time and cost dynamics as a basic time-management tool. Time and financial resources are considered to be the main endogenous realization factors. It seeks perspective for evaluation views related to approaches such as Timeschedule, Gant graphs, Cyclogram, Flow-Line diagrams, and many other software products. Early recognition of scheduling quality for its future use is a sought-after benefit. The need for timely evaluation is confirmed by the frequency of failures of large and costly projects in the past.
In the project input chain, the main default components are based on activity set A and subsequent calculations. The dominant structure is composed of links describing the feasibility of the project, set up as graph G Org (A). After implementation, it is given as a calculation structure: where: P Inputs (A)-is a description input of all activities A = (A 1 , A 2 , . . . , A m ), A-is a description set arranged by G Org (A), where A i extent is ∀i ∈ m, Q-is set of quantities Q = (Q 1 , Q 2 , . . . , Q m ), where Q i > 0, ∀i ∈ m, π-is set of unit prices π = (π 1 , π 2 , . . . , π m ), π i ≥ 0, ∀i ∈ m, C-is set of costs C = (C 1 , C 2 , . . . , C m ), (C') inv -is set of production flow (C') inv. = ((C 1 ') inv. , (C 2 ') inv. , . . . , (C m ') inv. ), D-set of durations D = (D 1 , D 2 , . . . , D m ), G Org (A)-organizational structure of all activities (network structure). The elementary outputs are the duration and cost of activities, total project costs, and project duration. Reasonable stands to implant schemes of relations are given and extended calculation in Table 2. The reality is that the input data is burdened with risks and uncertainties. Simplified time scheduling examples and interrelated cost flow shows how to evaluate risk by very moderate calculation based on spreadsheets.
The diagram in Figure 1 deals with the calculation for the input data of individual activities A. This is an isolated deterministic and static calculation. The calculation of static (fixed) project input variables is in Table 2. However, for the needs of schedules, we consider time series outputs with medium-term or long-term time stability. This knowledge is available based on Table 2's data and knowledge about G Org . The output presentation P Output is provided in Table 3. In this context, the table processor calculation in Table 3 is a quasi-autoregressive (AR) model. The autoregressive model is a part of a process that describes time-varying processes in economics, technology, design, etc.    }  15  15  15  15  15  27  22  12  82  82  142  133  130  130  130  140  60  20  20 20 15  30  45  60  75  102  124  136  218  300  442  575  705  835  965  1105  1165  1185  1205  1225 The vectors described in Table 3 mimic the definitions of a physical application. For the needs of process processing, their enumeration is considered as a vector of volumes, symbolically as Q = (Q 1 , Q 2 , . . . , Q m ). Similarly, in the case of costs, it is a list of parameters C = (C 1 , C 2 , . . . , C m ).
Incorporating risks and uncertainties into the model allows further multiple simulations, based on Table 3 as the source of a variable process. The model results are presented and discussed in Section 2.1 and further. Table 3 is able to absorb and express time-varying external processes in economics, management, decision making, etc. [20]. The AR model's output variables depend on its own project structure and on imprecisely predictable inputs. In this view, the model is a form of extensive stochastic difference equations or recurrence relations. However, the formulation based on differential equations is difficult to achieve in construction or investment practice. Outputs can be divided into (a) physical volumes determining the scope and schedule of resources and (b) providing the scope and schedule in financial terms. We will call both particular quantitative series in Table 3 related to A as inputs A , π A , C A , C A , columns ∀i ∈ m in Table 3. Related outputs follow in Table 3 based on G Org (A). The outputs for particular project activity A i are distributed due to durations into quantities, speeds, accelerations, impulses. Table 3 shows only production speed (see red-colored calendar bar chart) [21]. where: P Outputs (A)-is time and resource schedule of all activities, , for ∀i ∈ m, are activity ending time. {Q t }-is sum of project time series cumulative quantities for all project activities A i where ∀i ∈ m. Values are positioned in time, like results produced by differential equations in [22], {Q i }-time series quantities of individual activities, where t > 0 ∀t ∈ n.
Time series are given from the calculation of changes in implementation volumes in t, see structure P Outputs (A) in (2): {Q t } or as {C t } . . . time series for ∀t ∈ n of resources-flow, or cash-flow during production time t needed for each activity A i for ∀i ∈ m, {Q t } or as {C t } . . . time series for ∀t ∈ n of resources-flow, or cash-flow during production time t needed for the project activities A as a whole, {Q t } alias {C t } . . . time series for ∀t ∈ n of resources-flow or cash-flow changes (acceleration) created in time t for each activity A i for ∀i ∈ m, {Q t } alias {C t } . . . time series for ∀t ∈ n of resources-flow or cash-flow changes (acceleration) created in time t for the all A of project as a whole, {Q t } alias {C t } . . . time series for ∀t ∈ n of changes of acceleration (impulses) in t for project activities A i , {Q t } alias {C t } . . . changes of accelerations (impulses) in time t for ∀t ∈ n for project as a whole A.
The calculation is based on two working steps, Ad1 and Ad2: (1) Concentration of information content from the description of project activities as a whole and decomposition of A to A 1 , A 2 , . . . , A m . Decomposition defines the context and obligations such as technical drawings, reports, norms, standards, environment, environmental, legal, economic, moral, and more, than the contemplate into P Inputs, see Table 2.
(2) Creating a singular form of time and cost schedule of resources: • for individual activities A i while respecting the links of G Org , • for aggregation of time series of resources and indicators of the project as a whole.
Mathematical notation proposed by Zindulka in [19] is here adapted for use in Ad1 and Ad2.
Ad1 is focused on the decomposition and classification of material components of the project. This is a technical, economic, contractual sequence of the project proposal in the time and resource definition for A i . Formal entry of quantitative inputs of the calculation, following Figure 1 and on consolidation in Table 2, we will state in (1).
Ad2 aims to calculate the time and resource schedule TAB Output of individual quantitative parameters of activities A (for example, cost, energy, etc.) while respecting the organizational relationships, where G Org (A) is node oriented acyclic graph and {·} are time series qualitative outputs, see rows of project dynamic flows in Table 3.

The Basic Time-Scheduling Outputs
We will summarize for an illustrative example of a schedule how to solve the calculation of (a) the terms and links between activities implemented in G Org and how to address (b) the allocation of resource needs over time. The outputs from relations (1) and (2) have the character of time series-dynamic quantitative flows and qualitative indicators. Quantitative outputs represent time series for individual activities {Q t } A and for the project as a whole {Q t } A . Table 3 shows both the quantitative side (left part) and the qualitative part-indicators of individual activities {Q t } A , eventually derived {Q t } A , {Q t } A . For the project as a whole, qualitative indicators {Q t } A , {Q t } A , {Q t } A . They are useful for finding weaknesses (risks) in assessing the project design as a whole. Subsequent projection of knowledge into the details of activities creates a path to the necessary changes, revisions, and completions. This is a process that influences project efficiency. In addition, it allows the control of external environmental, legal, ethical, municipal, and other influences. The implemented TAB Project (A) and G Org (A) are a composite of knowledge. The table processor presentation is a useful, flexible, but still limited surrogate of reality; however, it is generally the only available one [23].
However, as the analysis of real projects in [13,15,23] shows, real projects are predisposed by the time schedule network topology but strongly profit-oriented; in short, they are cost-increase driven. The topology of time schedules dynamics is still not routinely verified for indicators such as dynamic stability, chaos, etc. [24].

Comment on the Structure G Org (A)
Indicators of the efficiency of the follow-up process can be derived from quantitative and qualitative time series TAB Project projected into the schedule. In Table 3, the outputs have the capacity to capture both the structure of causal links of activities and the volatility of external influences (prices, legislation, design flaws, technology, ecology, safety, third party harm, and other influences).
The inputs of the calculation may include a broader context of activities. They enable the complexity of pop-is: physical volumes, unit prices, realization productivity, risk nodes, and activities. These are nested data in factual description A. Tables 2 and 3 are followed by parameters such as: However, the final resource and productivity framework corrects the broader context G Org . The calculation of quantitative and qualitative characteristics for a project and for an individual A i is gaining both complexity and importance.
In addition, the data of description A are mostly based on the technical documentation and economic specifications (design, assignment, contractual definition) of the project.
The default task TAB Project can be advantageously used to simulate the effects of external influences. Aggregated outputs of the project as a whole {Q} Sim , {Q } Sim , including derived qualitative time series of indicators {Q } Sim and {Q } Sim , they enable a comparison of the consequences of externalities (risks, uncertainties, changes in technical design, etc.). To the output time series {Q t } Sim both the input data of the simulation calculation Table 3 and the recalculations from the effect of externalities are included.
Microeconomics generally solves problems of many dimensions, moreover burdened by the volatility of input parameters. The obtained outputs place demands on the imagination of management. Visualization is a kind of subsidiary tool for interpreting the obtained indicators. The interpretation of the provided output data generally requires the ability to reflect the specifics of the economics of the project design. We are looking for applications in comparing (a) variant solutions, (b) management measures, (c) alternatives, (d) substitution of resources (material, people, machines, information), (e) taking risks, uncertainties, (f) marking crisis periods of the implementation of the project, and more.

Extension of Interpretation
The time series elements Q A are derived of Q A , and are interpreted there as the production speed. Further, we see organizational and management information included as causal relations of partial activities. The principal calculation scheme is related to Figure 1's scheme.
The practical applications are supported mostly by node-oriented graphs (other commercial presentations are tree graphs, chronograms, cyclograms, etc.); these techniques describe causal (organizational) dependencies of project activities A. For the purpose of this study, causal graphs were designated as G Org (A).
The calculation example in Figure 2 is an illustration of (left part) externalities with references to separate external data files and (right part) dependencies between individual activities within the calculation of the organizational structure of the implementation of activities.

Time Series of Production Speeds-Simulation
The Cash Flow [24] is shown in Figure 3 for the linear (upper(a) part) and logistic (lower(b) part) resource distribution for activities A. The individual phases of the waveforms in the graphs are shown for 100 simulations.

Linear Resource Drawing Schedule-Comment
Com 1: The start of the project assumes a jump in production capacity. The jump increase does not correspond to the practice of implementation. Com 2: The onset of follow-up activities A i misses the follow-up to the ongoing start-up activities; changes are needed in G Org (A). Com 3: Some follow-up activities do not continue in parallel with ongoing activities. For some activities, the production speed decreases. The opportunity to increase production speed steadily is wasted. Com 4: Organizational and technological continuity of activities lead to disturbances in the flow of production speeds. A decrease to the level of the start of implementation can be expected with the concurrence of some external influences. Increasing production speed seems unworkable. Com 5: The consequences of the missed opportunities commented on in points 1 to 4 lead to congestion of activities. The expected consequences are chaotic states of coordination of activities, space constraints during implementation, defects in the quality of execution, and more. Com 6: A wide range of project completion dates, the completion slippages represent about 1/3 of the total project duration.
A change in the method of financing is chosen as a variant solution. The linear distribution of the funding source is to be replaced by another resource distribution curve; this example uses a logistic curve. Individual activities differ mainly in the pace of development and termination of production processes.

Comment for the Schedule of Drawing Resources by the Logistics Function
Com 1: The achieved pace of implementation is not used to establish follow-up activities. The dynamics of implementation speeds are lost. Com 2: Individual activities start with a time delay. The achieved realization speeds are not linked in such a way that there is an effect of increasing the realization speed. Com 3: Activities that are supposed to create a precondition for the rapid completion of project implementation start with a time delay. Com 4: The finishing process is disorganized and extensive.
The weakness of the proposed implementation schedule of the investigated project is the low compactness (looseness) of the structure G Org (A) in the implementation of the proposal.
In a similar way, it is possible to compare proposals for the implementation of alternative solutions (design, organizational, energy intensity, safety measures, and more). Figures 2 and 3 provides a variety of factual input data and calculated time series data [25]. In addition to the rate of utilization of resources is the knowledge about the potential of durations D A volatility. Graphical presentation and statistical analysis of the time series [19] allows assessing the potential dynamics of external influences (for example, the expected development of material prices, wages, labor availability, traffic intensity, machinery, and other externalities). The durations are dominant application outputs of Figure 3, listed as {D A } Sim in Figure 4.

Analysis of Time Series Outputs
Time-schedule series obtained on the basis of TAB Project creates decomposition time are further derived as differences. It indicates internal and external influences and their fluctuations. The idea used in practice is that the project schedule is compiled for the needs of technical execution of the work; i.e., for the contracting subject, it is the need to keep the proposed deadlines and estimated costs economical priority (including external resources such as the environment, future expected LCC costs of maintenance, renewal, modernization cycles, etc.) [26]. The robust economic framework of the contract is based on design, duration, costs. The fact is, regardless of the degree of sophistication of the proposals, the parameters of the introduced inputs are degraded due to external influences. The result is a degradation of confidence in the methodology for the processing time and cost schedules. Especially for projects with high demands on input resources (investments, innovations, etc.), exceeding the limits is a threat to the economic substance of the project [26]. For example, in [13], the authors evaluated the data of realized nuclear power plants in the US and described the state of the data for several decades as follows, "Relatedly, containment building costs more than doubled from 1976 to 2017, due only in part to safety regulations. Labor productivity in recent plants is up to 13 times lower than industry expectations".
The authors formulate the conclusion that the results point to a gap between expected and realized costs stemming from low resilience to time-and site-dependent construction conditions [27,28].
On the one hand, large-scale projects shape the efficiency and effectiveness of national economic units [23]. On the other hand, they often exceed the limits of completion dates and costs. There is no doubt that the balance between economic intentions and implemented practice is disturbed. Equilibrium disorders affect both models of connected process theory and investment efficiency models. The disparity between the intention and the reality generally has devastating economic consequences.
The present study looks for early warning signals. Defects can lie in both the theory and the applied practice of the dominant technical and financial paradigm. The source of defects is, among other things, gaps in the harmonization of national versions of the legislation of the Building Laws of the EU countries and in the area of methods for solving time and cost schedules. There are a number of models for which practical application has not led to the desired results [7] and many cases where the application of the model (strategy, solution, project, and operation) in real conditions has led to devastating results [10].
The problem of non-standard behavior (let us call it nonlinear non-periodic oscillations) can be incorporated into the project design of the solution itself. This situation causes manifestations of instability and consequently chaos [29] in the implementation processes [30][31][32]. Early identification and classification of the problem can enable managerial measures and effective targeting. There are a number of diversified approaches to managing different processes over time, for example, optimization, formalization of operator sequences, etc. [33][34][35][36][37][38].

Information Potential
Output analysis allows the creation of volatility characteristics of terms and resource needs profiles. One of the profiling issues of the projects is the trend towards increasing or underestimating the expected use of resources. The illustrative example of Figure 4 shows the differences embedded in the linear or logistical distribution of resources for the individual project activities A i .
Information for users lies in the knowledge of the space that opens up between the expected resource requirements {averQ t } Sim and minimal {minQ t } Sim , or maximum {maxQ t } Sim resource requirements for the duration of the project. Tracing the material causes of resource requirements allows potential changes in specifications for the creation of qualified technical, organizational, and technological evaluations. The graph in Figure 5 evaluates a relatively wide-ranging data set of cash-flows {Q t } Sim . It makes it possible to prevent disproportions in the budgeting of available resources during the preparation and implementation of the project. Finally, it enables changes focused on the design and decision-making of the management [39]. The defined space of the project implementation dynamics in Figure 5 between {minQ t } Sim and {maxQ t } Sim is a space for managing changes in implementation speeds (+/−). Change alone is not undesirable, but meeting the goal of the change is crucial. If it leads to the deterioration of some dimension of the quality of the project (read as environ-ment, deadline, cost, integral benefit, etc.), the goal is in the wrong direction. Change as such is an opportunity-the potential for achieving a goal.

Phase Portrait Speed and Acceleration
The individual simulation time series outputs based on the dynamic model in TAB Project make it possible to create a number of purpose-oriented project characteristics. Behavior of the time schedule model, with a certain degree of simplification tolerance, can be assigned change and volume outputs in each interval t: In Figure 6,  The basic focus of the study is the time-cost schedule and extension of effectiveness indicators. The phase-portrait of acceleration against speed is a powerful tool for more insight into the problem. Both qualitative indicators require energy availability. The phase-portrait plot is, in a certain sense, an "energy" transfer certificate.
Assume that, in the project shown in Figure 6a,b, on the right are references to the ideal state for a selection of several other projects (e.g., technology, construction, etc.). The compared project in Figure 6b on the left needs substantially higher changes in production speed than project Figure 6b on the right. The requirements for changes in production speed demand costs, qualified management, and time to implement. The project in Figure 6b on the left does not have matched production rates. It indicates higher costs and more difficult management.
More rectifications are shown in Figure 7. The maximum implementation rate exceeds 190 units valuing resources per time unit t. Maximum acceleration required (+/−) reaches almost 100 units per time unit. The proposed reference proposal is demanding, both on the speed of implementation and on the ability to balance the continuous organizational structures of project implementation. The presented alternative designs for selection shown illustratively in the phase portraits of Figure 7 show significantly lower production speeds, around 140 units. Acceleration of production speeds is also at the level of about 80 units, with the exception of the design segment in the southeast corner in Figure 7. Phase portraits {Q t } towards {Q t } allow their evaluation to specify energy intensity. The prerequisite is the incorporation of the functions of the economics of energy intensity of the implemented processes into the calculation TAB Project . Phase portraits comparison may show hidden economic relations (cointegration, causality) in the project structure [37]. Graphical interpretation is used in other methods as a close returns test, which predicates the existence of an unstable situation [33]. The phase portraits method could be used for comparative techniques for time-series analysis tasks [25].

Application Potential
The scope for the use of indicators of the dynamics of time and resource schedules of economic and technical project proposals is extensive. It mainly concerns investment projects, innovation projects, strategic development projects related to public and private projects [40][41][42].
An example is the European Green Deal and its Action Energy, abandoning fossil fuels while reducing CO 2 in the EU. However, the cessation of mining is provoking extensive dynamic responses and the need for new technologies and resources. Active investment projects of the past create new investment commitments for the future. They allow the analysis and formulation of new starting points and solutions.
The time and resource feasibility of the study is based on the schedule of project proposal sources such as: • revitalization, here a new design of the excavated space; • potential, use of giant mining mechanisms on alternative projects; • analysis, time and cost schedules of investments; • life cycle projects, new investment projects.
The indicated application possibilities of dynamic schedules enable the completion of branch-based economic support.

Conclusions
The time schedule of project resources is a visualization of organizational, economic, and technical dependencies before the preparation of an investment project. It anticipates future implementation states and situations. It contains instructions for implementation and determines the evolution of the project during use. However, it can also be a source of introduced, unrecognized, even objectively unrecognizable mistakes.
The tools of so-called early warning and decision-making are fragmentary or even absent. They make many decisions as careful as they are wrong. The sources of mistakes are presented in [20] and can be mostly related to: (a) factual specifications of the proposal (for example, technical, economic, legal, ecological or technological, and other errors); (b) misleading specifications of time and resource preparation of project activities (engineering of multiple works, project weaknesses, responsibility for risks, etc.); (c) misleading dispositions with available project resources (substitution of design, certification, durability, energy intensity, emissions, and more).
The project solution is an entry into the future and does not yet exist in this space and time (implementation, use, deconstruction, economic and legal standards). It is an effort to overcome the burden of data acquired in the past in favor of the vitality of new solutions in the future. Changes, speed, acceleration become the defining side aspects. The project design serves to verify the efficiency and petrifies the increase in ex-ante benefits.
Research focus, expansion, and stability are issues discussed in economics. In investment projects, the acquisition of tangible and intangible assets is associated with time scheduling as one of the key documents. However, the priority is not significantly reflected in research projects. In the citation database Web of Science, the result for Time Scheduling for May 2021 is about 153,000 publication results. For Investment Time Scheduling, the capacity of the research effort decreases to approx. 1100 results and results for Investment Cost Time Scheduling further decrease to 0.6 thousand.
Timely indication and marking of narrow profiles, including economic consequences, is one of the prerequisites for creating projects with a predicate-green, smart, affordable, sustainable/circular/life cycle.  Data Availability Statement: Publicly available datasets were analyzed in this study. This data's links can be found in the references.