Developing a Measurement Scale of Opposition in Tourism Public-Private Partnerships Projects

: Stakeholder opposition is reported as a central aspect of public-private partnership (PPP) failure; however, it has not gained much attention in either tourism or general PPP studies. Therefore, this study seeks to explore stakeholder opposition and develop a measurements scale of opposition in tourism PPP projects. An exploratory-sequential mixed methods approach is employed to holistically understand the subject. The results conﬁrmed that lack of perceived value, relational strength, stakeholder management approach, and a conﬂict (and power) management mechanism, in addition to inadequate capabilities of stakeholders and poor experience outcomes, are antecedents of opposition to tourism PPP projects. Other notable results and their implications for theory and practice are included in the article.


Introduction
Public-Private Partnership (PPP) is broadly defined, by [1], as "a cooperative arrangement between the public and private sectors that involves the sharing of resources, risks, responsibilities, and rewards with others for the achievement of joint objectives" (p. 52). The growth of PPP projects in tourism in the last two decades is attributed to the many opportunities it provides to tourism destinations. For instance, reduction of risks and costs; acquiring capabilities and knowledge; spreading the scope of operational activities to reach international markets; creation of services and products; improving quality and efficiency of local services [2,3]. However, benefiting from the potentials of PPPs is hindered by many challenges that eventually led to the reported high rate of failure across the world [4][5][6][7]. Generally, stakeholders' attitude has long been recognized as the primary determinant of partnership projects success or failure [8][9][10]. Researchers suggested different classifications to attitudes that help to arrange stakeholders according to potentials to cooperate or threaten the survival of partnership projects [11,12]. For example, [9] proposed a model with five levels of positions: active support, passive support, noncommittal, passive opposition, and active opposition. Reference [8] argued that these attitudes towards PPP need to be considered when determining the influence of each stakeholder on the strategies of decision-making and processes took. In tourism, PPPs work in a complex environment that creates multiple national and international stakeholders with different and sometimes conflicting interests and concerns. It is thus significantly important, yet complicated, to manage these various stakeholders, arrange relationships [3,13], seek their support [6], and instantaneously prepare for possible opposition [14].
Researchers reported that mismanaging opposition was the main failure factor in many PPP projects [15][16][17], particularly those in less developed countries [14]. Even though limited research and only in partnership and infrastructure fields have dedicated to understanding opposition (drivers and consequences) either in developed or developing countries, while none of the tourism studies has discussed the subject. Therefore, this study seeks to contribute to research by empirically explore antecedents of stakeholder opposition and provide practical guidelines to help tourism managers avoiding active opposition and project failure.

Literature Review
Some previous research attempted to identify possible reasons for stakeholder resistance to PPP projects. Reference [15], for instance, pointed out three leading causes which are primarily linked to poor stakeholder management. These are lack of stakeholder awareness about the concept of PPP [18]; insufficient education about the project [19], in addition to the lack of PPP management transparency about the project's detailed information.
Also, the authors of [20,21] indicated that trust and commitment are central dimensions in any successful long-term cooperation and would lead stakeholders to show resistant behaviour towards a project. Reference [22] added that mutual commitment could not exist among stakeholders without a reasonable level of trust and good social interaction. For instance, [23] studied the possible resistance factors in the field of information system projects and found evidence that if stakeholders do not perceive the top management as supportive and committed to fulfilling a previously agreed obligation, stakeholders will show a resistant behaviour which significantly determines project failure.
Reference [24], on the other hand, asserted that active management support may be ineffective if the project is not perceived as well-administered. He added, "the primary emphasis of management's commitment to the project must be shown in the efficiency and flexibility of its response to stakeholder needs" (p. 121). In the same vein, [25] studied project management success factors in developing countries and asserted that lack of communication and coordination with external stakeholders; lack of management support and commitment; bureaucracy in government; and lack of experienced managers are major factors that militate against the success of projects.
Researchers, also, noted that considering the interest of external stakeholders [23] and engaging them [26], particularly at the early planning phase of the project, should minimize any possible resistance; otherwise, the opposition may rise and cause PPP failure [27,28]. In line with the same notion, [16] studied public opposition in PPP projects and emphasized the importance of employing adequate strategies and processes to manage the influential external stakeholders; this is to avoid resistance, encourage stakeholder's support and ultimately realize a successful PPP.
However, according to [29], a dominant group of public organization executives, private consultants, and researchers have taken a narrow perspective when dealing with stakeholders. As elaborated by [29] the external stakeholders in PPP projects were often marginalized in the planning and implementation phases. This has negatively affected the properness of objectives and operational outcomes of partnerships, thus significantly contributed to PPP projects' failure. Likewise, the authors of [4,30] noted that previous research results on the opposition are derived from partners' perspectives (internal stakeholders) and that views of the external stakeholders are primarily ignored., It is crucial to explore perspectives of the principal external players to build a holistic view on what they consider essential for their support and why they resist the implementation of a particular PPP project. Therefore, [4] examined the perspectives of external stakeholders in PPP road transportation projects and identified five critical factors to PPP success. These are knowledge of PPP, project location; timing of stakeholder engagement; transparency of internal stakeholders; and relationship with the internal stakeholders.
Mainly, our knowledge about the opposition of stakeholders is derived from construction [15,16] and infrastructure [27,31] literatures. In these fields, researchers focused Sustainability 2021, 13, 5053 3 of 17 on the public as the principles of external stakeholders. In tourism PPPs, the multiple national and international external stakeholders (e.g., tourists, local tourism providers or tourism federations) could have different characteristics, requirements, and expectations. Therefore, transferring prior knowledge of stakeholder opposition from other disciplines need to be carefully considered. Also, despite its importance in understanding tourism PPP implementation challenges, the literature on tourism does not offer enough cases of PPP project failure or success in either developed or developing countries.
Against this backdrop and for filling a gap in PPP and tourism research, this study explores antecedents of stakeholder opposition. This is by investigating a PPP e-tourism experience that has been failed due to stakeholder opposition in Egypt (the Egyptian Destination Management system (DMS)). A triangulation approach of stakeholder perspectives, methods of data collection, and data analysis has employed for a more holistic understanding of the subject. In the following, the research design is introduced. Then, findings of the qualitative and quantitative phases are discussed, and implications for theory and practice are presented.

Research Design
A mixed-methods approach is employed to investigate the active opposition of internal and external stakeholders in tourism PPP projects. This is to bring in more in-depth understanding (qualitative) while generalizing and validated outcomes (quantitative) [30]. Based on the approaches of [32][33][34][35] an exploratory-sequential design is used. First, given the dearth of knowledge about opposition in tourism PPP, a qualitative study is conducted to understand the subject and identify possible drivers to stakeholder opposition. The evidence is derived from the Egyptian DMS experience. It is a tourism PPP that failed due to opposition. Second, a quantitative inquiry was conducted to statistically test and validate the proposed scale of PPP opposition and generalize the findings to the Egyptian tourism context. The survey, then, was distributed to a panel of 488 experts as described in phase 2 of this study.

The Case Description
The Egyptian DMS was a tourism PPP project that was working between 1996 and 2008. The project was a partnership between the Tourism Ministry of Egypt as the public authority and a private IT company named Intercity Oz. The Egyptian DMS aimed at supporting the Egyptian tourism and hospitality business, particularly small and medium enterprises. This is to better compete in the e-market of tourism by providing destinationrelated information, training programs, and advertising opportunities [36,37]. The role of the Egyptian Ministry of Tourism was to organize the PPP activities and urge the local enterprises to become members of the project. On the other hand, Intercity Oz, Inc. agreed to technically manage the DMS website and online forums. Although the Egyptian DMS was regarded as a successful PPP project in the first few years of its launch, it had completely failed in the end due to stakeholder opposition. The Egyptian DMS suffer from severe opposition from some of the local entities, which raised intense conflict among stakeholders. As a result, the Tourism Ministry decided to abandon the project and rejected further offer from local and international private companies to develop DMS jointly. Perspectives of internal and external stakeholders are explored to identify drivers of opposition to the Egyptian DMS projects.

Sample and Analysis
Purposeful snowball sampling is chosen to identify participants who can provide rich information [38]. All interviewees were employees or members of the PPP project or witnessed its collapse. Semi-structure interviews with 22 participants from internal and external stakeholder groups are conducted as follows: the public sector (4); the private partner's company (2); the Egyptian Travel Agents Association (ETAA) (2); Hotels (5), local travel companies (2 participants from large companies and seven from SME).
The qualitative data were interpreted based on the thematic analysis approach of Ref. [39]. Initial ideas about data interpretation were noted during the fieldwork, and analysis was conducted immediately after reaching the saturation point [40,41]. Data was read several times to attain familiarization with emergent patterns while reading through [42]. Codes were noted and further collated under initial themes. Themes and underpinning codes were then, checked against each other and back across the entire data set. After several analysis iterations and further refinement of codes and themes [39], a scale of 24 codes under six themes was identified as shown in Table 1. Adverse outcomes of past projects 3.
Past failed partnerships Absent of a conflict (and power) management mechanism Monitoring and regularly evaluate the interpersonal relations of internal and external stakeholders is essential to moderate conflict in its first signs and prevent influential stakeholders to influence the decision-making process to their benefits Competing interests and complex relations Ignoring signs of conflict relations Lacking a problem-solving mechanism Domination of powerful stakeholders Lacking stakeholder management approach Building a significant relationship within and between different stakeholder groups is crucial to face PPP opposition. Inefficient stakeholder management derived by: Gaps between expectations and real value-added of the project Inefficient training programs on the significant adoption of the PPP project Neglecting interests and needs of stakeholders The low frequency of meetings and ineffective communication during the project life cycle Inadequate involvement of internal and external stakeholders during the project life cycle (e.g., decision-making processes)

Limited relational strength
The weak inter-organizational relationship among internal and external stakeholders was one of the elements that led the opposition to PPP: Lacking management support and commitment Unfriendly environment Mistrust between and within internal and external stakeholder groups

Capabilities of Stakeholders
Participants attributed the resistance of some local stakeholder groups to the DMS project to: (1) the lack of appropriate e-business knowledge of some external stakeholders and (2) the inappropriate managerial skills and experience of internal stakeholders to operate such a complex PPP project. An employee of the e-marketing department (the Ministry of Tourism) conveyed that, "At that time [before 2009] the environment was not beneficial for developing DMS. We [the Ministry of Tourism] did not have that professionality in the electronic business". Also, the owner of the private partner company added that, at the beginning of the DMS project, "the Minister had been aware enough to acknowledge the idea [ . . . ] after the Minister was altered, it was not a friendly environment, new management was not convinced with the importance of developing DMS in Egypt". Participants believe that the inappropriate e-business knowledge of public sector managers was one of the reasons that drive the decision of abandoning the Egyptian DMS/PPP and the later on opposition to develop any new DMS/PPP project in Egypt.
On the other hand, it was noted that small hotels and travel companies did not participate in the active opposition towards the DMS in Egypt. Although they are described as lacking the needed managerial and technical capabilities, the majority of them were motivated by the small tourism market-share to support the implementation of the Egyptian DMS.

Lack of Perceived Value
The case study revealed that lacking fair values and benefits as perceived by each stakeholder's group had a significant share in motivating stakeholder opposition towards the DMS project. An employee in the marketing department at the Tourism Ministry held that 'the Ministry would not have taken this decision [the termination of the project] if the senior managers witnessed obvious enhancement in the tourism market or destination image, the headaches and conflicts the project raised were much higher than the benefits possessed'. Also, participants asserted that opposing the Egyptian DMS was primarily led by a few large travel companies and the ETAA. The private company's owner explained that the number of booking generated did not meet the expectations of the large hotels and travel companies. However, many of the smaller travel companies were satisfied with the value and benefits perceived, such as e-tourism knowledge acquisition and the number of online bookings.

Past Experience's Outcomes
The results revealed that the failed experience of DMS in Egypt was the main reason for the resistance of the Tourism Ministry to participate in further DMS project. The manager of the marketing department of the Tourism Ministry disclosed that since the failure of the Egyptian DMS, the Ministry of Tourism had received many offers from national (e.g., Intoegypt company) and international (e.g., TIScover) private companies to develop DMS project. However, all offers -as mentioned by the marketing manager of the Tourism Ministry-faced resistance from both the Tourism Ministry and from the Egyptian Travel Agents Association (ETAA). Participants from the marketing department attributed such attitude to the fear of repeating a similar unsuccessful past project.

Absent of a Conflict (and Power) Management Mechanism
The results of this study have also evident that mismanagement of stakeholders' conflicting interests, in addition to lacking an appropriate problem-solving mechanism would elevate conflict relations, motivate active opposition, and give clear opportunities to the domination of influential stakeholders, e.g., influence decisions against the desire of less-powerful stakeholders. The experience of the Egyptian DMS showed that a conflict between the private partner and some local tourism providers because of a disagreement on the management of tourists' reviews and the online project forums. Based on the views of the participants, this conflict could have been managed if partners agreed on an approach Sustainability 2021, 13, 5053 6 of 17 -the beginning of the project-that would manage conflict and control the influence of influential stakeholders.
However, the problem took a severe form when the disagreed tourism providers ally with the Egyptian Travel Agents Association (ETAA) and other powerful local stakeholders to led opposition to the operation of the project. As a result, relationships got soured between the public and private partners. A few years before the complete failure of the Egyptian DMS, the Tourism Ministry (the public partner) decided to refer the case to a panel of judges and eventually abandon the project. Interviewees asserted that the ending of the DMS/PPP project was against the desire of many local small and medium tourism providers who felt a value-added to their business during the membership of the project.

Lacking an Appropriate Approach to Stakeholder Management
Findings of the exploratory study suggested that lacking a mechanism for significant interaction between internal stakeholders in addition to deficiencies in communicating and engaging external stakeholders driven the active opposition towards the Egyptian DMS project. Managing external stakeholder relationship was a joint responsibility between the public and private partner in the Egyptian DMS project. Nonetheless, the owner of the private company revealed that partners themselves had not had an effective communication mechanism, he said, "the judges suggested that these complaints should be forward to the Tourism Ministry. This is something that we tried to do many times, to no avail, we could have tried more if we could get contact info for just where we should have sent them". Also, external stakeholders stated that although the partners have met representatives of local tourism providers at the early stage of the project development to discuss its implementation, this was not enough from their perspectives. An owner of a travel company articulated, "they [the DMS partners] met us in the Ministry of Tourism to introduce the project and promised they would train our employees; they only provide a couple of sessions. But as you know, effective training would require more". Other participants of the local companies asserted that they did not do regular meeting to be able to express their views even when relations with the DMS management got complicated.

Limited Relational Strength: Trust and Commitment
The experience of the Egyptian DMS project revealed that the weak inter-organizational relationship among internal and external stakeholders was one of the reasons that led to opposition towards the tourism PPP project. When participants described the relationship of stakeholders, they referred to lacking aspects such as trust, friendly environment, management support, and commitment. For instance, an employee of the department of e-marketing, the Tourism Ministry, stated "[ . . . ]as you know, the Minister at that time was the owner of a travel company. I do not mean to refer to that he was corrupted, but I remember many local companies doubt his decisions to backing them. I believe more efforts should have been made to gain trust at that time". Besides, a marketing manager in the Ministry of Tourism expresses his views in a way that implies a lack of trust in the private partner; she articulated that "[...]we faced many problems when we participated in the DMS. [ . . . ] the Tourism Ministry had to protect its name, we should not have collaborated with a partner that serve his benefits, or in a project, we could not guarantee its results [ . . . ]". Also, doubts that partners were not working somewhat for the benefits of each other's and other external stakeholders had resulted in a reluctance of some local tourism providers to commit to sharing important information with the Ministry. For instance, a hotel manager expressed, "Say if the Ministry of Tourism needs to update a specific occupancy rate, hotels would question why the Ministry need to know. They may think this to calculate their insurance, taxes, etc. [this is how he believes hotels might think] [ . . . ]. There was a lack of trust [ . . . ]".
The experience of DMS in Egypt provides evidence that the absence of adequate trust had led stakeholders to treat each other with suspicion, which undermined their support and commitment. As a result, such a weak inter-organizational relationship decreases the willingness of some stakeholders to maintain the relationship and drive others to actively oppose the project.

Sample and Data Collection Procedures
A total of 500 self-administrated questionnaires were distributed using a drop and collect approach to improving the response rate [43]. Respondents were selected in this research via a personal network. The research team are employed in Tourism and Hotels Management college in Egypt. Therefore, they have a good network with the targeted sample (travel agents, hotels, public sectors, and academics). A total of 488 valid responses were collected as follows: Employees and middle managers (164) in the government sector who are currently working or previously worked in PPP related projects (the Ministry of Tourism (36), the Egyptian Tourism Federation (ETF) (29), the Tourism Promotion Authority (28), the Tourism Development Authority (38) and The Egyptian public-private partnership Central Unit (33) at the Ministry of Finance).
Industry practitioners (259) including hotels (113) and travel companies (146). Academic scholars (65) who have conducted relevant research on the partnership, PPP and DMS projects.

Data Analysis Techniques
The responses characteristics are shown in Table 2, and some descriptive statistics (mean, standard deviation, skewness and kurtoses) are presented in Table 3. A three-stage consequence data analysis technique was employed to validate the developed scale of this study to measure stakeholder perceptions about the antecedents of opposition in tourism PPP Projects. First, the exploratory factor analysis (EFA) method was conducted for detecting the dimensions and their related items and subsequently [44]. Second, confirmatory factor analysis (CFA) was analyzed for validating convergent and discriminate properties of the developed factors [45]. Finally, the relative importance index (RII) analysis was conducted to rank the dimensions of stakeholder opposition according to their relative importance.

. Responses Profile and Descriptive Analysis
The respondent's majority were males (65%) ( Table 2), which indicates that the tourism industry in Egypt is dominated by a male over female. Most of them were also aged between 30 and 60 years old (95%). The majority of them were also well educated as the university graduates represent 65% and 25 are postgraduate. Respondents who are working in public sectors (33%) are higher than those working in travel agents (30%) and hotels (23%), while the expert academics represent 13.5% of the total responses (see Table 2). Table 3 shows some descriptive statistics. The questionnaire maximum and minimum scores of answers were 5 and 1 correspondingly [1 = strongly disagree, and 5 = strongly agree]. The calculated mean (M) values for all items were ranged between 3.82 and 4.26, the estimated standard deviation (SD) scored were between 1.198 and 0.763 (Table 3), which gives evidence that the data are spread further and concentrated less near the mean value [46]. Furthermore, the values for skewness and kurtosis showed in Table 3 are less than the cut-off value of −2 and +2 as suggested by Ref. [47], which indicate normal univariate distribution and further approve that the data do not violate the normality assumptions [48].

Exploratory Factor Analysis (EFA)
The 24 variables measuring the six dimensions (inadequate capabilities, lack of perceived value, poor past experience's outcomes, absence of a conflict management mechanism, lacking stakeholder management approach, and limited relational strength) that were developed to measure the stakeholder perceptions about the antecedents of stakeholder opposition in tourism PPP Projects were subjected to EFA in SPSS vs. 20 for data summarizing and reduction. This paper used the principal component technique for factor extraction and varimax orthogonal rotation to attain the best solution.
Bartlett's test of sphericity shows an approximate Chi-square of 18,676.050, with 267 df and significance 0.000, which reflects the existence of non-zero correlation among the 22 items that measure the predetermined dimensions and a high degree of homogeneity among variables [46].
The overall Kaiser-Meyer-Olkin (KMO) measure of sampling adequacy is 0.81, which is higher than the recommended cut-off points of 0.5 [49,50]. Overall, this information satisfies the fundamental requirements for factor analysis [49]. The exploratory factor analysis generated a six-factor solution. A six-factor structure is suggested using the criterion of an eigenvalue greater than 1, and the extracted factors account for 85.14% of the total variance. Two items were dropped (one variable from lack of perceived value dimension (i.e., perceived threats to interest) and one from lacking stakeholder management approach dimension (i.e., inefficient training programs on the significant adoption of the PPP project)) due to factor loading (FL) less than 0.4.
Factor loadings for all other variables were all higher than 0.6 on their own factors, as recommended by [50]. The factor loadings for inadequate capabilities are ranged from 0.759 and 0.894, FL for lack of perceived value is ranged from 0.819 and 0.911, FL for poor past experience's outcomes are ranged from 0.847 and 0.902, FL for the absence of a conflict management mechanism are ranged from 0.825 and 0.890, FL for lacking stakeholder management approach are ranged from 0.760 and 0.809, and FL for limited relational strength are ranged from 0.774 and 0.89 (see Table 4). Table 4. Exploratory factor analysis results.

Dimensions and Variables
Factor Components & Loading

First-Order Confirmatory Factor Analysis (CFA)
A total of 22-items first-order structured CFA employing the maximum likelihood estimation method was conducted to assess convergent and discriminant validity of the developed scale (see Figure 1). The CFA items consist of three items from inadequate capabilities, five items from lack of perceived value, three items from poor past experience's outcomes, four items from absent of conflict mechanism, four items from lacking management approach, and three items from limited relational strength. The CFA results of the measurement model displayed a good fit to data: χ2 = 668.136 (df = 194), p < 0.001, χ2/df = 3.444, comparative fit index (CFI) = 0.966, root mean square error of approximation (RMSEA) = 0.035, with SRMR value of 0.039 (see Table 5).
Results in Table 5 also display the Cronbach's alpha (a) scores for all dimensions and composite reliability (CR) values. The values of Cronbach's alpha (a) are located between 0.89 and 0.94; these results are more than the threshold value of 0.70 as argued by Ref. [51], which approve the internal consistency of the developed scale.
CR results are ranged between 0.90 and 0.958 and are above the recommended cut-off point of 0.70 [50] (see Table 5), which further supports the reliability of the developed measures.
Convergent validity is estimated by two main conditions suggested by [52] all FL to its predetermined developed dimensions should exceed 0.70, and (2) the average variance extracted (AVE) data of all predeveloped dimensions should be above 0.50. Table 5 displays that all FL are between 0.781 to 0.975 and are above the recommended value of 0.70. Similarly, the AVE data for all dimensions are ranging from 0.77 to 0.87 and are above the suggested value of 0.50.
Overall, the previous results confirm that the measures of the six dimensions of the stakeholders' perceptions about the antecedents of stakeholder opposition in tourism PPP (inadequate capabilities, lack of perceived value, poor past experience outcomes, absence of a conflict management mechanism, lacking stakeholder management approach, and limited relational strength) that previously devolved in the qualitative phase are in reality related. Likewise, discriminant validity is estimated in this paper by two conditions recommended by [50,52,53] the inter-correlations scores for each dimension (below diagonal value) should not be more than the square root of AVE scores for each dimension (bolddiagonal) as displayed in Table 5) the AVE scores of each dimension should be greater than the maximum shared value (MSV) as shown in Table 5. The previous results support the discriminant validity of the predeveloped scale in this study. For example, in evaluating discriminant validity between inadequate capabilities and lack of perceived value, the average variance extracted of inadequate capabilities is 0.828, which is greater than the maximum shared variance, which is 0.278 (see Table 5). Additionally, the Square root of the AVE of inadequate capabilities is 0.923 (bold-diagonal) exceeds the intercorrelations between all other dimensions (below bold-diagonal). This approves the discriminant validly. In other words, this gives evidence that each predeveloped dimension shares more variance with its predetermined variables than it shares with other dimensions.

First-Order Confirmatory Factor Analysis (CFA)
A total of 22-items first-order structured CFA employing the maximum like estimation method was conducted to assess convergent and discriminant validity developed scale (see Figure 1). The CFA items consist of three items from inadequ pabilities, five items from lack of perceived value, three items from poor past exper outcomes, four items from absent of conflict mechanism, four items from lacking m ment approach, and three items from limited relational strength. The CFA result measurement model displayed a good fit to data: χ2 = 668.136 (df = 194), p < 0.001, 3.444, comparative fit index (CFI) = 0.966, root mean square error of approxi (RMSEA) = 0.035, with SRMR value of 0.039 (see Table 5).  Table 5

Relative Importance Index Analysis (RII)
Relative importance index analysis was conducted in this study to rank the six dimensions that were developed and validated to measure stakeholder perceptions about the antecedents of opposition in tourism PPP Projects, according to their relative importance (see Table 6).
The following equation is employed to identify the relative importance index: RI = Σ (w)/A × N, where w is the weighting as allocated by each participant on a scale between 1 to 5, with 1 indicating the least and 5 the highest. A is the highest weight value, and N is the total number of participants. According to Ref. [54] suggestions, five main important categories are interpreted from RI scores: high (H) (0.8 ≤ RI ≤ 1), high medium (H−M) (0.6 ≤ RI ≤ 0.8), medium (M) (0.4 ≤ RI ≤ 0.6), medium-low (M−L) (0.2 ≤ RI ≤ 0.4) and low (L) (0 ≤ RI ≤ 0.2).
The data displayed in Table 6 indicated that the highest overall ranked items that cause the stakeholder opposition in PPP Projects are related to lack of perceived values dimension (i.e., small returns or gains, few bookings, costs exceed benefits and low emarketing knowledge) followed by items illustrating limited relational strength dimension (i.e., not enough support and commitment from top management, mistrust, and unfriendly environment). Inadequate capabilities of stakeholders was ranked number three in its importance of the stakeholder opposition in tourism PPP (i.e., lacking DMS/PPP experience of partners, and limited technical knowledge and managerial skills of internal and external partners), while poor past experience outcomes related items generated the fourth reasons (rank) in the stakeholder opposition in PPP Projects achieved (i.e., fear of repeating a similar unsuccessful past project, adverse outcomes of past projects, and previous failed partnerships), followed by lacking stakeholder management approach (i.e., gaps between expected value and real value obtained, neglecting interests and needs of stakeholders, and inadequate communication), and finally, absent of conflict management mechanism related items in the lowest importance index that may cause the stakeholder opposition in PPP projects (i.e., lacking a problem-solving mechanism, ignoring signs of conflict relations, and competing interests and complex relations) respectively. acquisition, destination image and the number of bookings generated, are deciding the actions they take to either support or oppose. This result complement previous studies, which showed that the actions of stakeholders are directed to protect their interests [28]. Stakeholders could resist the implementation of a specific project if the benefits they gained are low [16,22] or their business interests are threatened [12,37].
The findings also confirmed that limited relational strength between and within internal and external stakeholder groups (mistrust, lacking commitment and support and unfriendly environment) was the second dimension that drives opposition. In support of these findings, the authors of [20,22] indicated that trust and commitment are central dimensions in any successful long-term cooperation and would lead stakeholders to show resistant behaviour towards a project [24].
In addition, the findings revealed that lacking crucial technical knowledge and PPP expertise to effectively deal with and manage a tourism DMS/PPP project is one of the main factors that drive opposition. Lacking adequate managerial and technical capabilities would lead stakeholders to rationalize the importance of implementing PPP to the tourism industry and would also drive opposing attitudes and behaviours towards the inclusion of other stakeholders and the project as a whole. Similarly, Ref. [55] studied PPP in Nigeria and noted that lacking adequate knowledge and PPP experience led public authorities to accept responsibilities and risks beyond their capabilities. This has resulted in severe opposition among external stakeholders and obstructed the implementation of many PPP projects. These results thus confirm prior studies found that lacking awareness about the concept of PPP [15] and limited skills and knowledge [19] would hinder the building of good interrelationship between partners [18] and would thus lead to opposition.
Another important finding of this study is that perceptions about poor past DMS/PPP experiences would influence the public partner and external stakeholders to oppose implementing a new project in fear of repeating similar undesired outcomes. This finding complemented a study [23] that investigated stakeholder resistance in software projects and pointed out that adverse outcomes of past projects may affect stakeholder expectations and drive resistance to repeat an unsuccessful experience.
Moreover, the findings revealed deficiencies in communicating and engaging external stakeholders, mismanagement of relationships and conflicting interests, in addition to lacking an appropriate problem-solving/conflict mechanism that could elevate conflict relations and motivate active opposition. These findings supported by previous results [16,27,31] that opposition is determined by the lack of an effective approach for managing stakeholder relationships. It is thus imperative for tourism PPP success to employ a mechanism through which the PPP management can monitor the relationship between stakeholder groups, coordinate the conflicting interests [3,13], control the possible domination of power [37], and encourage cooperation [6,37]. This is to maintain a positive, productive relationship among stakeholder groups and avoid active opposition.

Conclusions and Implications
This study has utilized a qualitative-sequential mixed-method approach to explore antecedents of stakeholder opposition in tourism PPP projects by analyzing internal (partners) and external (e.g., tourism providers) stakeholder perspectives. The case of the Egyptian DMS gives a deep insight into the subject since it is a tourism PPP experience that was failed due to public sector abandonment of the project. Our contribution lies in the development of a measurement scale of antecedents of tourism PPP opposition. We believe that the current study possesses significant implications for theory and practice.

Implications for Theory
This is the first study to investigate opposition in tourism PPP projects. It contributes to knowledge in this subject area by deepening understanding of opposition and its antecedents in tourism PPP. A scale of six dimensions and 22 related factors is developed based on internal and external stakeholder perspectives. In addition, this study adds to the general studies of PPP as it investigated a tourism PPP experience that was failed due to opposition providing insights into the process through which the opposition and abandonment decision is taken and how external stakeholder dynamics may contribute to such a decision.
Moreover, by exploring the perspectives of tourism providers (travel companies and hotels) and other prominent players (local tourism federations) in the tourism business, this study addresses recent calls by researchers such as [4,30] to investigate the role of external tourism stakeholders in PPP opposition.

Implications for Practice
This study provides important insights on managing stakeholders in tourism PPP projects. It is important for managers to understand what drives active opposition and how to avoid it through the different stages of the project. This study identified six dimensions and related 22 factors of stakeholder opposition that complement each other and drive active opposition. The results suggested that PPP managers need to help the different stakeholders realizing the potentials of their cooperation while providing each of them with motivations for their commitment. This can be done by developing a practical stakeholder management approach and a conflict (and power) management mechanism to manage relations between and within stakeholder groups, including (1) suitable methods of communication and different activities to engaging stakeholders during various stages of the project (2) clarification of values and benefits at an early stage of PPP process, (3) a trustbuilding approach to build a robust and friendly relationship between internal and external stakeholders, and (4) building strong stakeholder capacity by providing sufficient education about the project and designing training programs to improve technical knowledge and managerial skills of the public sector as well as members of the local companies.

Limitations and Further Research
Future research could address the limitations of this study to improve understanding of opposition in tourism PPP. This study is limited by the choice of one tourism PPP type (DMS) and the single-country context (Egypt). Future research can extend our knowledge by investigating more contexts and other kinds of PPP in tourism to build on the results of this study to determine differences and similarities. Further studies could also employ a multigroup analysis technique [56][57][58] to validate the developed PPP opposition scale in a different context and compare the results. Also, the results of this study were derived from a cross-sectional design, while the understanding of PPP opposition would benefit from longitudinal research that examines the interrelationships between dimensions and related factors.

Institutional Review Board Statement:
The study was conducted in accordance with the Declaration of Helsinki, and the protocol was approved by the Institutional Financing Committee (Project number IFT 20189, approval date 11 February 2021).

Informed Consent Statement:
Informed consent was obtained from all subjects involved in the study.
Data Availability Statement: Data available on request due to privacy/ethical restrictions.