Modeling Constraints for the On-Site Assembly Process of Prefabrication Housing Production: A Social Network Analysis

Although prefabrication housing production (PHP) has been widely advocated with advantages like ensured good quality and secured workplaces, its poor interoperability and fragmentation still causes various constraints, limiting the progress of projects. This paper aims to model the constraints and their relationships in task executions of different trades during the on-site assembly process of PHP. It was conducted through a typical PHP case study in Hong Kong to identify the critical trade associated constraints and their links during the on-site assembly process. Original data were collected by semi-structured interview, Delphi survey and questionnaire with representative professionals from the case. Social Network Analysis (SNA) was used to model the constraints and their interrelationships. The results indicated that seven trade-associated constraints were worth more attention. Three significant challenges were determined, indicating that the on-site team should focus on the availability of labor resources, optimal installation planning and effectiveness of communication mechanism. Smart work packaging (SWP)-enabled system for achieving automatic constraint identification and dynamic constraint relationship mapping under different constraint scenarios was suggested. This paper offers practical insights for scholars to conduct a trade-associated constraint identification study in the network manner and is expected to benefit practitioners on using the results for decision-making.


Introduction
Prefabrication housing production (PHP) is an innovative solution where the material, component, module and unit are manufactured efficiently at one location and then be converged at the site for installation [1]. It has strong potential to improve the industry-wide performance such as ensured good quality [2], secured workplaces [3], reduced construction time and waste [4] due to working in a controlled environment. As a high-density city, Hong Kong has widely advocated the use of PHP to the development of all the public rental housing (PRH), in order to mitigate the unbalanced housing supply and demand. The six-day cycle has been continually adopted in the assembly process of PHP [5]. Each typical floor is completed within six days; otherwise, the overall schedule performance will be influenced. Nevertheless, the constraints (e.g., limited space and buffers) among different trades in the assembly process impose significant pressure on the construction progress. As a result, the pathological schedule delay frequently occurs, resulting in the difficulties to meet the high housing demand. According to the Hong Kong Housing Authority (HKHA), about 153,300 general applications are on the waiting lists of PRH at the end of March 2018 and the average waiting time is 5.1 years. Previous studies have been conducted to identify the risks within the supply chain of PHP, for achieving the phase schedule control from a macro aspect [1]. However, the status of prefabricated products changes over time during the on-site assembly process, daily detailed schedule control and planning to issue executable work plans are thus vital and urgent. Therefore, this paper aims to model the constraints and their interrelationships in task executions of different trades during the on-site assembly process of PHP, in order to control the critical constraints. Constraint modeling is the first but critical functional strategy of constraint management, which allows crews to have a thorough understanding of interconnections among tasks or activities. To be more specific, three objectives are achieved: (1) To identify the constraints and their relations in and among different trades during the on-site assembly process of PHP; (2) To explore the critical constraints and the interrelationships that significantly affect the schedule of PHP; (3) To explore corresponding strategies for addressing the challenges encountered in the constraint modelling of PHP. The findings are supposed to help scholars conduct a trade-associated constraint identification study in the network manner and benefit practitioners by making them aware of the schedule controlling for further decision-making.

Prefabrication Housing Production (PHP) in Hong Kong
PHP is commonly referred to as off-site construction, precast construction, modular construction, industrialized building system and pre-assembly construction [6]. The PHP in Hong Kong uses the principles of industrialization in the multi-stages of construction projects, including design, manufacturing, logistics and on-site assembly. The product-oriented on-site assembly process of PHP is presented in Figure 1, which shows the trade (human resources) involvements in the different status of prefabricated products. First, the expeditor delivers the daily order to the manufacturing factory. When the prefabricated products (1) are fabricated and prepared well, they are delivered to the construction site with the on-site quality check by the quality inspector. Second, the prefabricated products (2) are arranged by the buffer foreman before being lifted by tower crane. The tower crane will be maintained regularly by tower foreman to guarantee the safe operations of crane. During the on-site assembly process, the crane banksman and the prefabricated products installer are vital to provide accurate information in the lifting and placing process. General workers will help to handle some temporary work on site. Third, the assembled prefabricated products (3) will then be checked by the quality inspector again. The unqualified products will be returned to the factory for rework. The site superintendent and the safety supervisor should conduct the general planning and control and supervise safety issues on site.
Although several benefits of PHP have been demonstrated, the schedule delay still happens [5]. The scheduling problem is amplified in Hong Kong since the manufacturing work of PHP has been completely shifted offshore, resulting in various uncertainties and constraints. Some studies have investigated the stakeholder-associated uncertainties within the supply chain of PHP [1,7]. They concluded that the schedule delay was mainly caused by the design information gap between designers and manufacturers, the low interoperability between different enterprises and the delivery delay of prefabricated products. To improve the visibility and traceability of prefabricated products, the internet of things (IoT)-enabled Building Information Modeling (BIM) platform was suggested for achieving just-in-time (JIT) coordination [8][9][10]. These studies are helpful to mitigate the uncertainties within phase schedule. However, there are still massive constraints have not been improved in a more detailed schedule. For example, the detailed tasks still beset some missing or incomplete prerequisites including design (drawings and models), prefabricated products, space, buffer, labor, equipment, permits, specifications, prerequisite work, which prevent the reliability of PHP workflow [11]. Although several benefits of PHP have been demonstrated, the schedule delay still happens [5]. The scheduling problem is amplified in Hong Kong since the manufacturing work of PHP has been completely shifted offshore, resulting in various uncertainties and constraints. Some studies have investigated the stakeholder-associated uncertainties within the supply chain of PHP [1,7]. They concluded that the schedule delay was mainly caused by the design information gap between designers and manufacturers, the low interoperability between different enterprises and the delivery delay of prefabricated products. To improve the visibility and traceability of prefabricated products, the internet of things (IoT)-enabled Building Information Modeling (BIM) platform was suggested for achieving just-in-time (JIT) coordination [8][9][10]. These studies are helpful to mitigate the uncertainties within phase schedule. However, there are still massive constraints have not been improved in a more detailed schedule. For example, the detailed tasks still beset some missing or incomplete prerequisites including design (drawings and models), prefabricated products, space, buffer, labor, equipment, permits, specifications, prerequisite work, which prevent the reliability of PHP workflow [11].

Constraint Identification in the Assembly Process of PHP
Constraints in a construction process are defined as any condition, such as technical sequencing, temporal/spatial limitations and safety/quality concerns, which restrain work plans assigned to construction crews being successfully executed [12]. Research undertaken previously have identified a series of bottlenecks that affect the whole processes of PHP. For example, Blismas, Pendlebury [13] identified 20 constraints related to PHP, showing that constraints existing in the process, value, supply chain and knowledge were significant. Gibb and Isack [14] examined the limiting factors in terms of cost, time and quality. Zhang, Lee [15] proposed that the most significant hindrances for PHP were the inflexible design change, the

Constraint Identification in the Assembly Process of PHP
Constraints in a construction process are defined as any condition, such as technical sequencing, temporal/spatial limitations and safety/quality concerns, which restrain work plans assigned to construction crews being successfully executed [12]. Research undertaken previously have identified a series of bottlenecks that affect the whole processes of PHP. For example, Blismas, Pendlebury [13] identified 20 constraints related to PHP, showing that constraints existing in the process, value, supply chain and knowledge were significant. Gibb and Isack [14] examined the limiting factors in terms of cost, time and quality. Zhang, Lee [15] proposed that the most significant hindrances for PHP were the inflexible design change, the lack of storage space, long lead-in and design time and high cost. Leu and Hwang [16] pointed out that limited resources (e.g., cranes and skilled labor) should be addressed. Blackmon, Saxena [12] examined 17 constraints related to field operations, showing that effective management of these constraints would be a key element to ensure a constraint-free work plan. In addition, previous studies usually investigated constraints and trades as two independent systems and seldom considered the links between them. Table 1 shows the constraints influencing the on-site assembly process of PHP identified by previous studies. To avoid any missed information and to explore the situations specifically to the PHP of Hong Kong, these constraints identified are used as references for further validation through semi-structured interviews.

Methodology
Three distinct steps are carried out to meet the objectives of the paper: identification of the trade associated constraints, determination of constraint links, network visualization and quantitation. Figure 2 shows the methodology adopted in this paper.

Methodology
Three distinct steps are carried out to meet the objectives of the paper: identification of the trade associated constraints, determination of constraint links, network visualization and quantitation. Figure 2 shows the methodology adopted in this paper.

Identification of the Trade Associated Constraints
The first step is to identify the trades and their constraints during the on-site assembly process of PHP. Literature review and semi-structured interview were adopted as the input data resources. The chain-referral sampling method was adopted in this step. Three representatives from the contractors of a typical PHP in Hong Kong were selected as they had direct involvement in the assembly process of the project, and they were all above senior management level. A tentative trade list for assembling the precast component (which was compiled based on literature review) was used as a reference. The Construction Industry Council (CIC) in Hong Kong has listed 139 building construction trades and those related to the on-site assembly process of prefabrication were selected in the tentative trade list. These three nominated parties were invited to select the closely-related trades and their associated constraints in the lists and to locate any impacted groups which were still absent. For example, one of the interviewees pointed out that "The work of a tower crane operator is often affected the lack of blind zone operation procedure/instruction, the unavailable lifting and placing location and the lack of communication mechanism. These constraints will have significant influences on the schedule control of the PHP projects." After a series of interviews, 10 trades (Ti) were finally confirmed, namely, (1) site superintendent, (2) expeditor, (3) quality inspector, (4) tower crane operator, (5) tower foreman, (6) crane banksman, (7) buffer foreman, (8) prefabricated components Installer, (9) general laborer, (10) safety supervisor. Apart from 21 constraints identified by literature review in Table 1, other 10 constraints (C7, C10, C13, C14, C15, C16, C19, C24, C25, C30) were examined through the semi-structured interviews ( Table 2). The transcripts of the three interviews were sent again to the representatives of the identified 10 trades for feedbacks. The outcomes of the first step are identified trade-associated constraints profiles. Therefore, a total of 31 constraints were identified, with 10 respective trades generating 65 nodes. These constraints are grouped into two broad categories (information and physical) and several subcategories according to their characteristics, namely quality, schedule, safety, resource, prerequisite work and environment. These nodes were coded as TiCj, where i represents a specific trade and j indicates the related constraint factor.

Identification of the Trade Associated Constraints
The first step is to identify the trades and their constraints during the on-site assembly process of PHP. Literature review and semi-structured interview were adopted as the input data resources. The chain-referral sampling method was adopted in this step. Three representatives from the contractors of a typical PHP in Hong Kong were selected as they had direct involvement in the assembly process of the project, and they were all above senior management level. A tentative trade list for assembling the precast component (which was compiled based on literature review) was used as a reference. The Construction Industry Council (CIC) in Hong Kong has listed 139 building construction trades and those related to the on-site assembly process of prefabrication were selected in the tentative trade list. These three nominated parties were invited to select the closely-related trades and their associated constraints in the lists and to locate any impacted groups which were still absent. For example, one of the interviewees pointed out that "The work of a tower crane operator is often affected the lack of blind zone operation procedure/instruction, the unavailable lifting and placing location and the lack of communication mechanism. These constraints will have significant influences on the schedule control of the PHP projects". After a series of interviews, 10 trades (Ti) were finally confirmed, namely, (1) site superintendent, (2) expeditor, (3) quality inspector, (4) tower crane operator, (5) tower foreman, (6) crane banksman, (7) buffer foreman, (8) prefabricated components Installer, (9) general laborer, (10) safety supervisor. Apart from 21 constraints identified by literature review in Table 1, other 10 constraints (C7, C10, C13, C14, C15, C16, C19, C24, C25, C30) were examined through the semi-structured interviews ( Table 2). The transcripts of the three interviews were sent again to the representatives of the identified 10 trades for feedbacks. The outcomes of the first step are identified trade-associated constraints profiles. Therefore, a total of 31 constraints were identified, with 10 respective trades generating 65 nodes. These constraints are grouped into two broad categories (information and physical) and several subcategories according to their characteristics, namely quality, schedule, safety, resource, prerequisite work and environment. These nodes were coded as TiCj, where i represents a specific trade and j indicates the related constraint factor.

Determination of Constraint Links
The second step determines links between the identified constraints. Links indicate the influences of one constraint over another, which can be defined in the tightness of collaboration, information sharing potential or communication in a network. A questionnaire survey (by email or face-to-face) was conducted with the interviewees from the 10 trades who had participated in the node identification. They were asked to decide whether a link exists between every two constraints and the direction of links. Then the interviewees were asked to quantify the identified links between two nodes in two aspects: (1) the intensity of impact and (2) the likeliness of this impact to happen. For example, one tower crane operator (T4) pointed out "the unavailable lift and place location in assembly process (C15) will be significantly affected by the availability of the collision-free path planning (C14). The intensity of impact is 5 (very important) and the likeliness of this impact to happen is 90% (highly possible)". Then the link (T4 C14→T4 C15) determined by this interviewee was 4.5. After integrating all the questionnaires, the Delphi method was conducted to minimize bias from dominant participants. The influence level can be examined by multiplying the intensity of impact and the likeliness. The influent level is zero if no impact exists between two nodes.

Visualization and Quantitation of the Critical Constraints and Interrelationships
The third step is to achieve the visualization and quantitation, in order to examine the critical constraints and their interrelationships. SNA, a method to quantify the relations (links) between different elements (nodes) of a system by integrating mathematical applications [21], was used in this paper for network visualization and quantitation. NetMiner 4 [22], a software for conducting SNA, was selected in this paper. Compared with other methods (e.g., conventional regression analysis), SNA investigates the relationships within or among all the participants and reveals the overall network structure [23]. Six SNA indicators, including the network density and five node/link indicators (degree centrality, closeness centrality, node/link betweenness centrality, status centrality and eigenvector centrality) were selected to identify the critical trades associated constraints. The network density indicates the proportion of potential links in a network and it reflects the complexity of the overall system [21]. The concept of centrality is an outstanding criterion for evaluating the importance of node/link [24]. It determines the individual's roles within a network and highlights the most important actors of the network [25]. The degree, closeness and betweenness centrality have been widely advocated in SNA studies. Degree centrality is an indicator that counts the neighbors a node has, presenting the fundamental importance of nodes [26]. Closeness centrality reveals the capacity of a node to be reached, which is defined as the sum of the length of the shortest paths between the node and others [27]. Betweenness centrality is a measure of centrality in a graph based on shortest paths, showing the power of nodes [24]. In addition to the above mentioned three indicators, the status and eigenvector centrality were also used to show the comparisons. Status centrality estimates the prominence of nodes since it takes every connection between each node into account [22]. Eigenvector centrality is a more sophisticated method as it measures the influence of a node with different amounts of power [28]. Nodes with higher centrality are worth more attention. Corresponding strategies are then explored to mitigate the constraints for addressing the real-world schedule problems in PHP. The effectiveness of the strategies was further validated by professionals of whole processes of other PHPs in Hong Kong.

Results at the Network Level
The links in the network are further defined to show the influence between two nodes. The network composes of 65 trade associated constraints connected by 659 links (Figure 3). In the network graph, nodes represent trades associated constraints and the node colors and shapes indicate the constraint types and trade categories, respectively. The arrows illustrate the influence of a constraint to another. Constraints with more links showing their central position compared with others. The network density is 0.158 and the average distance of nodes is 2.495 walks, indicating the network is dense enough [21].

Results at the Node Level
The influences of nodes and their properties were explored by computing the node level indicators. The first fifteen rankings in each of the five indicators were presented in Table 3 and nodes ranked at the top three are highlighted in bold. The higher values of the indicators are worth more attention and they are considered as the critical constraints influencing the schedule. For example, "T1C4" ("Unavailable and unassigned labor resources" sourced from the site superintendent) has a higher out-degree centrality (0.8984) and out-status centrality (1.6879), indicating it exerts stronger influences on its neighbors and the entire network since both the direct and indirect influence via its immediate neighbors are calculated. "T1C4" also has the highest out-closeness centrality (0.5833), showing a higher degree to easily reach others (shortest distance). The importance of labor resources has also been demonstrated by several studies. For example, Blismas and Wakefield [17] pointed out

Results at the Node Level
The influences of nodes and their properties were explored by computing the node level indicators. The first fifteen rankings in each of the five indicators were presented in Table 3 and nodes ranked at the top three are highlighted in bold. The higher values of the indicators are worth more attention and they are considered as the critical constraints influencing the schedule. For example, "T1C4" ("Unavailable and unassigned labor resources" sourced from the site superintendent) has a higher out-degree centrality (0.8984) and out-status centrality (1.6879), indicating it exerts stronger influences on its neighbors and the entire network since both the direct and indirect influence via its immediate neighbors are calculated. "T1C4" also has the highest out-closeness centrality (0.5833), showing a higher degree to easily reach others (shortest distance). The importance of labor resources has also been demonstrated by several studies. For example, Blismas and Wakefield [17] pointed out that the leading driver of PHP is undoubtedly the increasing shortage of skilled labor, especially the machine-oriented skills labor. This is mainly caused by the fact that prefabrication is by nature different from in-situ cast concrete construction [29]. The unavailable and unassigned labor resources not only impact on the neighbored nodes (e.g., unavailable temporary structures for a general laborer (T9C28) but the entire network as skilled labors are needed for all the processes. Compared with the three indicators which show the influence of one node to other nodes, the node betweenness centrality evaluates the impact of one node to the connections. "T4C23" ("Lack of optimal installation sequence" sourced from the tower crane operator) has a higher node betweenness centrality compared with others (0.0921), showing its high occurrence to be an intermediary role to connect different parts of a network. According to Pryke [30], ignoring the nodes with high betweenness centrality may lead to disintegration. Compared with degree centrality, eigenvector centrality considered the different weight of high or low-scoring nodes. The eigenvector centrality of "T4C23" is also the highest (0.2621), showing it is connected to many nodes which themselves have high scores. The importance of the optimal installation sequence has also been highlighted by Hwang, Shan [19] and Li, Hong [1]. For example, the lack of optimal installation sequence and the lack of collision-free path planning can lead to numerous reworks in the horizontal and vertical transportation of the prefabricated products. Similarly, another five essential constraints are also selected and addressed in this paper to better facilitate the schedule control of PHP, namely T6C23, T2C20, T4C15, T7C22 and T1C5 (See Table 3). Most of the constraints have also been highlights in previous studies, whereas the T4C15 ("Unavailable lift and place location in assembly process" sourced from the tower crane operator) has not been identified before. It determines how to locate the prefabricated products at points of lifting and placing in a fast manner.
A list of fifteen critical trade-associated relationships sourced from or targeted to the critical nodes is summarized in Table 4. Among the 659 links, 212 relationships source from or target to the identified constraints. A greater betweenness centrality means a more influencing tie connected with an interaction [30]. It presented that the relationship of "T4C15→T6C14" has the most influencing tie compared with others, followed by relations of "T7C23→T7C22". The available lifting and placing location in the assembly process will directly influence the collision-free path planning for crane banksman. Without addressing this constraint, the probability of safety issues may happen. Although previous studies have not proposed this links before, it was highlighted by the interviewers. For the link "T7C23→T7C22", the lack of optimal installation sequence may lead to the lack of optimal buffer layout. Without efficient arrangement of the prefabricated products at buffer, more rework and searching time is needed. Although most studies have demonstrated the vital role of the installation sequence for schedule control of PHP [19], few of them have explored its interaction with other constraints. Incomplete identification of installation items leads to lack of optimal installation sequence for a tower crane operator

Identification of Critical Challenges within the Assembly Process of PHP
Based on the results, the significant challenges were identified by categorizing the constraints and their relationships (Table 5). For example, four relationships (including "T4C13→T4C23", T7C12→T4C23, T4C12→T4C23 and "T4C23→T7C21") described issues about the lack of optimal installation sequence. "T4C15→T6C14" and "T4C25→T4C15" revealed the drivers of unavailable lifting and placing location in the assembly process. "T7C23→T7C22" shed lights on the lack of optimal buffer layout may influence the schedule of PHP. These three links were put under one category in which major challenges in the schedule of PHP were determined: "Lack of optimal location planning". Following the same principle, three significant challenges are determined: (1) Communication barriers among different trades; (2) Lack of optimal installation planning; and (3) Unavailable labor and equipment resources. The communication barriers have long been highlighted by previous studies when conducting the PHP [1,31]. The frequent communication and effective coordination can ensure the logistics arrive on time and reduce the number of defects during the assembly process. Li, Shen [7] and Li, Wu [32] pointed out that advanced technologies (e.g., BIM and smart construction objects (SCOs)) can better enhance the information communication and real-time tracking of PHP, which helps to control schedule. Similar studies have been conducted by Isaac, Curreli [33] and Niu, Lu [34]. Mostafa, Kim [35] also emphasized that BIM can effectively minimize the communication-specific issues for prefabrication practice. If the lack of installation planning cannot be timely addressed, they will prevent the crane efficiency from transporting the prefabricated products (from lift point to the place point) in a JIT manner. The labor and equipment resource limitations also lead to a resource-constrained project scheduling problem [11]. It shows the demand for retraining the labors both on-site and off-site and the need to shift the labor-intensive construction industry to a knowledge-based industry.
The identified constraints were further validated by 14 professionals of whole processes of PHP in Hong Kong (See the background of the interviewees and their comments in Appendix A). All industry professionals had more than 10 years of experience in the development, operation and management of PHP projects and related technologies. It is expected that they can provide an unbiased assessment.

SWP-Enabled Strategies for Automatic Constraint Modeling of PHP
The identified trade-associated constraints and their relationships shown the key points for schedule control of PHP. However, this identification process is relative static and can be executed once, whereas the statuses of constraints change over time. How to achieve automatic constraints identification and dynamic constraint relationship mapping under different constraint scenarios is thus vital for better constraint management. Since the latest constraint information is essential for the superintendent to check progress and to improve constraints timely. Therefore, a smart work packaging (SWP) system based on the established work packaging and smart construction objects (SCOs) is suggested in this paper. SWP can be defined as the PHP workflows (e.g., technical process) decomposed in accordance with production breakdown structure (PBS) of building systems that are made smart by augmenting with the capacities of visualizing, tracking, sensing, processing, networking, reasoning so that they can be executed autonomously. An example of SWP-enabled system for achieving better constraint modelling is illustrated in the following:

•
An SWP within prefabricated products related functional and physical information, generated from BIM platform based on the building systems and PBS of PHP, is assigned to a site buffer operator for managing related constraints so that efficient on-site assembly process and Just-in-time prefabricated products delivery can be achieved. When the first batch of prefabricated products arrived, the SWP starts to assist site buffer operator in executing constraint management.
The SNA module will be embedded as a sub-service to identify the critical constraints such as the availability of workforce and work face in the assembly position point, the quality of arrived prefabricated products, the availability of space and workforce in site buffer and their interrelationships such as composition, interface and dependency. Workers from buffer operator will register and log-in through SNA sub-service of their own SWP and abstract constraint template. The constraint relationships will then be scored and evaluated. When the critical constraints (e.g., space constraint in the buffer limits the stockpiles of prefabricated products) have been identified, the SWP can assign a task to the buffer foreman with optimal solutions. For example, the autonomous crane tower near the buffer can pick up the task to transport the prefabricated products from trailer to the buffer in an optimal path (e.g., safety, short duration).
To realize scenarios as the one given, two steps are designed for SNA sub-service module: First, automatic constraint identification which requires agilely detecting all critical constraints is conducted. The SWP can enhance this step in a passive autonomy manner by pre-programming the templated constraint classification with an open-data integration approach for constraint instantiation. Although PHP projects are unique, they share some similar types of constraints at the operational level and this observation motivated SWP to develop a templated database for organizing the potentially significant amount of constraints. Once the template is applied to the SWP, it instantiates a set of pre-defined constraints and networking each constraint in this SWP or among other SWPs to identify critical constraints in the near future tasks. Second, dynamic constraint relationship mapping is conducted. In real PHP project situation, constraints are not independent and have dynamic interrelationships. SWP can embed the constraint awareness into the physical environment and informational process to sense and simulate the interrelationships by push or pull interaction modes.

Conclusions
This paper examined the critical trade associated constraints and modeled their interrelationships in task executions during the on-site assembly process of PHP. Six indicators of SNA method, namely network density, degree centrality, closeness centrality, betweenness centrality, status centrality and eigenvector centrality were calculated using the NetMiner 4 software. Three SWP-enabled strategies were suggested to address the challenges within the schedule control of PHP.
The paper concludes that seven critical trade-associated constraints are worth higher attention for schedule control of PHP. These constraints were further analysed and it indicated that the on-site team should focus more attention on the availability of the labor resources, the optimal installation planning and the effectiveness of the communication mechanism. Retraining the labors becomes quite urgent as the increasing shortage of machine-oriented skills labor. The on-site team members (especially the crane banksman and tower crane operator) should pay more attention to the optimal installation sequence and collision-free path planning, which can dramatically reduce the reworks in the horizontal and vertical transportation of the prefabricated products. Advanced technologies were also encouraged (e.g., RFID chips, BIM interface, GPS) to enhance the frequent communication and effective coordination among different trades. The paper contributes theoretically to identify a complete boundary of trades associated constraints and their relationships existing in and among PHP from a network perspective. The findings are also expected to benefit practitioners on what significant challenges exist in the schedule management and proposes a new perspective of using SWP-enabled strategies to mitigate schedule problems.
Although the constraint identification process by using SNA is static, it is the first and essential step to conduct a smarter constraint management of PHP. To explore automated constraint identification and dynamic constraint relationship mapping under different constraint scenarios, the SWP-enabled strategies were put forward in this paper. An example for achieving better constraint modelling was provided for better illustrating the proposed strategies. Two steps of the SNA sub-service module were also suggested. The exploration of the SWP-enabled strategies helps to better facilitate the use of SNA technique to identify the critical constraints and their dynamic relationships automatically considering different scenarios and more resilient process.
Though the limited single case was adopted in this paper, the challenges proposed can still show practical insights into prefabricated buildings in Hong Kong. Future empirical studies could be undertaken to compare the findings and to develop more strategies through multi-case study approach. Additionally, further studies should be explored to achieve the dynamically, timely and efficiently improvement and continual prediction of the constraints after identification process. Therefore, constraint optimization and monitoring are suggested. For example, advanced optimization algorithms can be conducted for efficient layout design considering both optimal buffer utilization and hoisting sequencing (e.g., first-in-first-assembly). Different action strategies according to the checking results can be performed and the historical variation can be used to train and predict the next variation in a robustness manner.
Funding: This research received no external funding.

Conflicts of Interest:
The authors declare no conflict of interest. Apart from the constraint identification process, constraints under different scenarios should also be studied.